Index

# Integration API Business Object Classes and Fields

## Business Object Classes

Activity | ActivityCode | ActivityCodeAssignment | ActivityCodeType
ActivityComment | ActivityExpense | ActivityNote | ActivityOwner
ActivityPeriodActual | ActivityRisk | ActivityStep | ActivityStepTemplate
ActivityStepTemplateItem | BaselineProject | BaselineType | Calendar
CostAccount | Currency | Document | DocumentCategory
DocumentStatusCode | EPS | EPSBudgetChangeLog | EPSFunding
EPSNote | EPSSpendingPlan | ExpenseCategory | FinancialPeriod
FundingSource | GlobalPreferences | GlobalProfile | IssueHistory
NotebookTopic | OBS | OverheadCode | Project
ProjectBudgetChangeLog | ProjectCode | ProjectCodeAssignment | ProjectCodeType
ProjectCodeUser | ProjectDocument | ProjectFunding | ProjectIssue
ProjectNote | ProjectPortfolio | ProjectProfile | ProjectResource
ProjectResourceCategory | ProjectResourceQuantity | ProjectSpendingPlan | ProjectThreshold
Relationship | Resource | ResourceAccess | ResourceAssignment
ResourceAssignmentPeriodActual | ResourceCode | ResourceCodeAssignment | ResourceCodeType
ResourceCurve | ResourceHour | ResourceRate | ResourceRole
ResourceTeam | Risk | RiskCategory | Role
RoleLimit | RoleRate | RoleTeam | ScheduleOptions
Shift | ShiftPeriod | ThresholdParameter | Timesheet
TimesheetAudit | TimesheetDelegate | TimesheetPeriod | UDFCode
UDFType | UDFValue | UnitOfMeasure | User
UserFieldTitle | UserInterfaceView | UserLicense | UserOBS
WBS | WBSCategory | WBSMilestone

## Activity

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Activity | AccountingVariance | Cost | X | The difference between the planned value of work scheduled and the actual cost of work performed. Computed as accounting variance = planned value - actual cost . A negative value indicates that actual costs have exceeded the scheduled costs.
Activity | AccountingVarianceLaborUnits | Unit | X | The difference between the planned value of work scheduled and the actual work performed. Computed as accounting variance labor units = planned value labor units - actual units. A negative value indicates that actual costs have exceeded the scheduled costs.
Activity | ActivitySpread | ActivitySpread | X | The live activity spread data.
Activity | ActualDuration | Duration |  | The total working time from the activity actual start date to the actual finish date (for completed activities), or to the current data date (for in-progress activities). The actual working time is computed using the activity's calendar.
Activity | ActualExpenseCost | Cost | X | The actual costs for all project expenses associated with the activity.
Activity | ActualFinishDate | EndDate |  | The date on which the activity is actually finished.
Activity | ActualLaborCost | Cost |  | The actual costs for all labor resources assigned to the activity. If no resources are assigned, computed as the activity actual labor units * project default price / time.
Activity | ActualLaborUnits | Unit |  | The actual units for all labor resources assigned to the activity.
Activity | ActualMaterialCost | Cost | X | The sum of all regular and overtime costs for material resources.
Activity | ActualNonLaborCost | Cost |  | The actual costs for all nonlabor resources assigned to the activity. If no resources are assigned, computed as the activity actual nonlabor units * project default price / time.
Activity | ActualNonLaborUnits | Unit |  | The actual units for all nonlabor resources assigned to the activity.
Activity | ActualStartDate | BeginDate |  | The date on which the activity is actually started.
Activity | ActualThisPeriodLaborCost | Cost |  | The actual this period labor cost for all labor resources assigned to the activity.
Activity | ActualThisPeriodLaborUnits | Unit |  | The actual this period labor units (hours) for all labor resources assigned to the activity.
Activity | ActualThisPeriodMaterialCost | Cost | X | The sum of all material resource costs for the current period.
Activity | ActualThisPeriodNonLaborCost | Cost |  | The actual this period nonlabor cost for all nonlabor resources assigned to the activity. If no resources are assigned, computed as the activity actual nonlabor units * project default price / time.
Activity | ActualThisPeriodNonLaborUnits | Unit |  | The actual this period nonlabor units (hours) for all nonlabor resources assigned to the activity.
Activity | ActualTotalCost | Cost | X | The actual total cost for the activity, including labor resources, nonlabor resources, and project expenses. Actual total cost = actual labor costs + actual nonlabor costs + actual expense costs.
Activity | ActualTotalUnits | Unit | X | The sum of Actual Labor Units and Actual Nonlabor Units.
Activity | AtCompletionDuration | Duration |  | The total working time from the activity's current start date to the current finish date. The current start date is the planned start date until the activity is started, then it is the actual start date. The current finish date is the activity planned finish date while the activity is not started, the remaining finish date while the activity is in progress, and the actual finish date once the activity is completed. The total working time is computed using the activity's calendar.
Activity | AtCompletionExpenseCost | Cost | X | The sum of the actual plus remaining costs for all expenses associated with the activity. Computed as actual expense cost + remaining expense cost.
Activity | AtCompletionLaborCost | Cost |  | The sum of the actual plus remaining costs for all labor resources assigned to the activity. Computed as actual labor cost + remaining labor cost. Same as the planned labor costs if the activity is not started and the actual labor costs once the activity is completed.
Activity | AtCompletionLaborUnits | Unit |  | The sum of the actual plus remaining units for all labor resources assigned to the activity. Computed as actual labor units + remaining labor units. Same as the planned labor units if the activity is not started and the actual labor units once the activity is completed.
Activity | AtCompletionLaborUnitsVariance | Unit | X | The project baseline planned total labor units minus the estimate at completion labor units.
Activity | AtCompletionMaterialCost | Cost | X | The sum of all actual and remaining costs for material resources.
Activity | AtCompletionNonLaborCost | Cost |  | The sum of the actual plus remaining costs for all nonlabor resources assigned to the activity. Computed as actual nonlabor cost + remaining nonlabor cost. Same as the planned nonlabor costs if the activity is not started and the actual nonlabor costs once the activity is completed.
Activity | AtCompletionNonLaborUnits | Unit |  | The sum of the actual plus remaining units for all nonlabor resources assigned to the activity. Computed as actual nonlabor units + remaining nonlabor units. Same as the planned nonlabor units if the activity is not started and the actual nonlabor units once the activity is completed.
Activity | AtCompletionTotalCost | Cost | X | The total cost at completion for the activity, including labor resources, nonlabor resources, and project expenses. At completion total cost = at completion labor cost + at completion nonlabor cost + at completion expense cost.
Activity | AtCompletionTotalUnits | Unit | X | The sum of the actual plus remaining units for the resource assignment on the activity.
Activity | AtCompletionVariance | Cost | X | The difference between the project baseline total cost and the current estimate of total cost. Computed as VAC = BAC - EAC. A negative value indicates an estimated cost overrun. BAC is computed from the current project baseline.
Activity | AutoComputeActuals | boolean |  | The option that determines whether the activity's actual and remaining units, start date, finish date, and percent complete are computed automatically using the planned dates, planned units and the schedule percent complete. If this option is selected, the actual/remaining units and actual dates are automatically updated when project actuals are applied. Use this option to assume that all work for the activity proceeds according to plan.
Activity | Baseline1Duration | Duration | X | The duration for the activity in the primary baseline. The duration is the total working time from the activity current start date to the current finish date. Same as the actual duration plus the remaining duration. The total working time is computed using the activity's calendar.
Activity | Baseline1FinishDate | EndDate | X | The current finish date of the activity in the primary baseline. Set to the activity planned finish date while the activity is not started, the remaining finish date while the activity is in progress, and the actual finish date once the activity is completed.
Activity | Baseline1PlannedDuration | Duration | X | The planned duration for the activity in the primary baseline. Planned duration is the total working time from the activity current start date to the current finish date. Same as the actual duration plus the remaining duration. The total working time is computed using the activity's calendar. This field is named Baseline 1 Budgeted Duration in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | Baseline1PlannedExpenseCost | Cost | X | The planned costs for all project expenses associated with the activity. This field is named Baseline 1 Budgeted Expense Cost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | Baseline1PlannedLaborCost | Cost | X | The cost at completion for all labor resources assigned to the activity in the primary baseline. Computed from the primary baseline at completion labor units. If no resources are assigned, computed as the activity BL labor units * project default price / time. This field is named Baseline 1 Budgeted Labor Cost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | Baseline1PlannedLaborUnits | Unit | X | The planned units for all labor resources assigned to the activity. This field is named Baseline 1 Budgeted Labor Units in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | Baseline1PlannedMaterialCost | Cost | X | The Planned Material Cost for a primary baseline activity.
Activity | Baseline1PlannedNonLaborCost | Cost | X | The planned costs for all nonlabor resources assigned to the activity. If no resources are assigned, computed as the activity planned nonlabor units * project default price / time. This field is named Baseline 1 Budgeted Non Labor Cost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | Baseline1PlannedNonLaborUnits | Unit | X | The planned units for all nonlabor resources assigned to the activity. This field is named Baseline 1 Budgeted Non Labor Units in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | Baseline1PlannedTotalCost | Cost | X | The planned total cost for the activity, including labor resources, nonlabor resources, and project expenses. Planned total cost = planned labor cost + planned nonlabor cost + planned expense cost. This field is named Baseline 1 Budgeted Total Cost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | Baseline1StartDate | BeginDate | X | The current start date of the activity in the primary baseline. Set to the planned start date until the activity is started, then set to the actual start date.
Activity | BaselineDuration | Duration | X | The duration for the activity in the project baseline. The duration is the total working time from the activity current start date to the current finish date. Same as the actual duration plus the remaining duration. The total working time is computed using the activity's calendar.
Activity | BaselineFinishDate | EndDate | X | The current finish date of the activity in the project baseline. Set to the activity planned finish date while the activity is not started, the remaining finish date while the activity is in progress, and the actual finish date once the activity is completed.
Activity | BaselinePlannedDuration | Duration | X | The planned duration for the activity in the project baseline. Planned duration is the total working time from the activity current start date to the current finish date. Same as the actual duration plus the remaining duration. The total working time is computed using the activity's calendar. This field is named Baseline Budgeted Duration in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | BaselinePlannedExpenseCost | Cost | X | The planned costs for all project expenses associated with the activity. This field is named Baseline Budgeted Expense Cost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | BaselinePlannedLaborCost | Cost | X | The cost at completion for all labor resources assigned to the activity in the project baseline. Computed from the baseline at completion labor units. If no resources are assigned, computed as the activity BL labor units * project default price / time. This field is named Baseline Budgeted Labor Cost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | BaselinePlannedLaborUnits | Unit | X | The planned units for all labor resources assigned to the activity. This field is named Baseline Budgeted Labor Units in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | BaselinePlannedMaterialCost | Cost | X | The Planned Material Cost for a project baseline activity.
Activity | BaselinePlannedNonLaborCost | Cost | X | The planned costs for all nonlabor resources assigned to the activity. If no resources are assigned, computed as the activity planned nonlabor units * project default price / time. This field is named Baseline Budgeted Non Labor Cost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | BaselinePlannedNonLaborUnits | Unit | X | The planned units for all nonlabor resources assigned to the activity. This field is named Baseline Budgeted Non Labor Units in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | BaselinePlannedTotalCost | Cost | X | The planned total cost for the activity, including labor resources, nonlabor resources, and project expenses. Planned total cost = planned labor cost + planned nonlabor cost + planned expense cost. This field is named Baseline Budgeted Total Cost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | BaselineStartDate | BeginDate | X | The current start date of the activity in the project baseline. Set to the planned start date until the activity is started, then set to the actual start date.
Activity | BudgetAtCompletion | Cost | X | The planned total cost through activity completion. Computed as planned labor cost + planned nonlabor cost + planned expense cost, same as the planned total cost.
Activity | CalendarName | String | X | The name of the calendar.
Activity | CalendarObjectId | ObjectId |  | The unique ID of the calendar assigned to the activity. Activity calendars can be assigned from the global calendar pool or the project calendar pool.
Activity | CostPercentComplete | Percent | X | The percent complete of costs for all labor resources, nonlabor resources, and expenses for the activity. Computed as actual total cost / at completion total cost * 100. Always in the range 0 to 100.
Activity | CostPercentOfPlanned | Percent | X | The percent complete of planned costs for all labor resources, nonlabor resources, and expenses for the activity. Computed as actual total cost / BL planned total cost * 100. The value can exceed 100.
Activity | CostPerformanceIndex | double | X | The earned value divided by the actual cost. A value less than 1 indicates that actual cost have exceeded the planned value.
Activity | CostPerformanceIndexLaborUnits | double | X | The ratio of the earned value labor units and the actual work performed. Computed as CPI labor units = earned value labor units / actual labor units .
Activity | CostVariance | Cost | X | The difference between the earned value and the actual cost of work performed. Computed as CV = earned value - actual costs. A negative value indicates that actual costs have exceeded the value of work performed.
Activity | CostVarianceIndex | double | X | The ratio of the cost variance and the earned value of work performed. Computed as CVI = cost variance / earned value.
Activity | CostVarianceIndexLaborUnits | double | X | The ratio of the cost variance labor units and the earned value of work performed. Computed as CVI labor units = CV labor units / earned value labor units
Activity | CostVarianceLaborUnits | Unit | X | The difference between the earned value of labor units and the actual cost of labor units. Calculated as CV labor units = earned value planned units - actual units. A negative value indicates that actual costs have exceeded the value of work performed.
Activity | CreateDate | java.util.Date | X | The date this activity was created.
Activity | CreateUser | String | X | The name of the user that created this activity.
Activity | DataDate | BeginDate | X | The current data date for the project. The project status is up to date as of the data date. The data date is modified when project actuals are applied.
Activity | Duration1Variance | Duration | X | The duration between the activity's primary baseline duration and the at complete duration. Computed as primary baseline duration - at completion duration.
Activity | DurationPercentComplete | Percent |  | The percent complete of the activity duration. Computed as (planned duration - remaining duration) / planned duration * 100. Always in the range 0 to 100. The planned duration is taken from the current plan, not from the baseline.
Activity | DurationPercentOfPlanned | Percent | X | The activity actual duration percent of planned. Computed as actual duration / BL duration * 100. The value can exceed 100. The BL duration is the activity's at completion duration from the project baseline.
Activity | DurationType | DurationType |  | The duration type of the activity. One of 'Fixed Units/Time', 'Fixed Duration and Units/Time', 'Fixed Units', or 'Fixed Duration and Units'. For 'Fixed Units/Time' activities, the resource units per time are constant when the activity duration or units are changed. This type is used when an activity has fixed resources with fixed productivity output per time period. For 'Fixed Duration and Units/Time' activities, the activity duration is constant as the units or resource units per time are changed. This type is used when the activity is to be completed within a fixed time period regardless of the resources assigned. For 'Fixed Units' activities, the activity units are constant when the duration or resource units per time are changed. This type is used when the total amount of work is fixed, and increasing the resources can decrease the activity duration.
Activity | DurationVariance | Duration | X | The duration between the activity's project baseline duration and the at complete duration. Computed as project baseline duration - at completion duration.
Activity | EarlyFinishDate | EndDate | X | The earliest possible date the activity can finish. This date is computed by the project scheduler based on network logic, schedule constraints, and resource availability.
Activity | EarlyStartDate | BeginDate | X | The earliest possible date the remaining work for the activity can begin. This date is computed by the project scheduler based on network logic, schedule constraints, and resource availability.
Activity | EarnedValueCost | Cost | X | The portion of the project baseline total cost of the activity that is actually completed as of the project data date. Computed as earned value = BAC * performance % complete. The method for computing performance % complete depends on the earned-value technique selected for the activity's WBS. BAC is computed from the project baseline.
Activity | EarnedValueLaborUnits | Unit | X | The portion of the project baseline labor units that is actually completed as of the project data date. Computed as labor units earned value = project baseline labor units * performance % complete. The method for computing performance % complete depends on the earned-value technique selected for the activity's WBS. The BL labor units is taken from the project baseline.
Activity | EstimateAtCompletionCost | Cost | X | The estimated cost at completion for the activity. Computed as the actual total cost plus the estimate-to-complete cost; EAC = ACWP + ETC. Note that the method for computing ETC depends on the earned-value technique selected for the activity's WBS.
Activity | EstimateAtCompletionLaborUnits | Unit | X | The estimated labor units at completion of the activity. Calculated as actual labor units + estimate to complete labor units. estimate to complete labor units is calculated based off of the earned value setting on the WBS.
Activity | EstimateToComplete | Cost | X | The estimated cost to complete the activity. Computed as either the remaining total cost for the activity (remaining total cost), or as PF * (BAC - earned value), depending on the earned-value technique selected for the activity's WBS. BAC is computed from the project baseline.
Activity | EstimateToCompleteLaborUnits | Unit | X | The estimated quantity to complete the activity. Computed as either the remaining total units for the activity (remaining total units), or as PF * (BL labor units - earned value), depending on the earned-value technique selected for the activity's WBS.
Activity | ExpectedFinishDate | EndDate |  | The date the activity is expected to be finished according to the progress made on the activity's work products. The expected finish date is entered manually by people familiar with progress of the activity's work products.
Activity | ExpenseCost1Variance | Cost | X | The difference between primary baseline expense cost and at completion expense cost. Calculated as primary baseline expense cost - at completion expense cost (at completion expense cost = actual expense cost + remaining expense cost).
Activity | ExpenseCostPercentComplete | Percent | X | The percent complete of costs for all expenses associated with the activity. Computed as actual expense cost / at completion expense cost * 100. Always in the range 0 to 100.
Activity | ExpenseCostVariance | Cost | X | The difference between project baseline expense cost and at completion expense cost. Calculated as project baseline expense cost - at completion expense cost (at completion expense cost = actual expense cost + remaining expense cost).
Activity | ExternalEarlyStartDate | BeginDate |  | The date value that determines the early start date for imported activities with external constraints lost (relations from/to external projects that do not exist in the database). This field is the relationship early finish date (REF) when the lost relationship type is FS or SS. When the relationship type is SF or FF, this field is calculated as REF - RD of the successor.
Activity | ExternalLateFinishDate | EndDate |  | The date value that determines the Late Finish Date for imported activities with external constraints lost (from/to external projects that do not exist in the database). This field is the relationship late finish date (RLF) when the lost relationship type is FS or FF. When the relationship type is SS or SF, this field is calculated as RLS + RD of the predecessor.
Activity | Feedback | String |  | The feedback from the resource.
Activity | FinishDate | EndDate |  | The current finish date of the activity. Set to the activity planned finish date while the activity is not started, the remaining finish date while the activity is in progress, and the actual finish date once the activity is completed.
Activity | FinishDate1Variance | Duration | X | The duration between the finish date in the current project and the primary baseline finish date. Calculated as finish date - primary baseline finish date.
Activity | FinishDateVariance | Duration | X | The duration between the finish date in the current project and the project baseline finish date. Calculated as finish date - project baseline finish date.
Activity | FloatPath | int | X | The integer representing the critical path this activity is on. The value 1 is the most critical path, value 2 is the second most critical path, etc.
Activity | FloatPathOrder | int | X | The integer representing the order in which this object was found on one of the critical paths.
Activity | FreeFloat | Duration | X | The amount of time the activity can be delayed before delaying the start date of any successor activity.
Activity | GUID | String |  | The globally unique ID generated by the system.
Activity | HasFutureBucketData | boolean | X | The flag that indicates whether a resource assignment on the activity has future bucket data.
Activity | Id | String |  | The short ID that uniquely identifies the activity within the project.
Activity | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
Activity | IsCritical | boolean | X | The flag that indicates whether the activity is critical. An activity is critical when its total Float is below the critical duration specified for the project. Delaying critical activities will delay the finish date of the project.
Activity | IsLongestPath | boolean | X | The flag that indicates whether an activity is on the longest path. Default = 'N'
Activity | IsNewFeedback | boolean |  | The flag that indicates that a resource has sent feedback notes about this activity which have not been reviewed yet.
Activity | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
Activity | LaborCost1Variance | Cost | X | The difference between primary baseline labor cost and at completion labor cost. Calculated as BL labor cost - at completion labor cost
Activity | LaborCostPercentComplete | Percent | X | The percent complete of costs for all labor resources assigned to the activity. Computed as actual labor cost / at completion labor cost * 100. Always in the range 0 to 100.
Activity | LaborCostVariance | Cost | X | The difference between project baseline labor cost and at completion labor cost. Calculated as BL labor cost - at completion labor cost
Activity | LaborUnits1Variance | Unit | X | The difference between primary baseline labor units and at completion labor units. Calculated as BL labor units - at completion labor units.
Activity | LaborUnitsPercentComplete | Percent | X | The percent complete of units for all labor resources for the activity. Computed as actual labor units / at completion labor units * 100. Always in the range 0 to 100.
Activity | LaborUnitsVariance | Unit | X | The difference between project baseline labor units and at completion labor units. Calculated as BL labor units - at completion labor units.
Activity | LastUpdateDate | java.util.Date | X | The date this activity was last updated.
Activity | LastUpdateUser | String | X | The name of the user that last updated this activity.
Activity | LateFinishDate | EndDate | X | The latest possible date the activity must finish without delaying the project finish date. This date is computed by the project scheduler based on network logic, schedule constraints, and resource availability.
Activity | LateStartDate | BeginDate | X | The latest possible date the remaining work for the activity must begin without delaying the project finish date. This date is computed by the project scheduler based on network logic, schedule constraints, and resource availability.
Activity | LevelingPriority | LevelingPriority |  | The activity priority used to prioritize activities in a project when performing resource leveling. Valid values are 'Top', 'High', 'Normal', 'Low', and 'Lowest'.
Activity | MaterialCost1Variance | Cost | X | The primary Baseline Planned Material Cost minus the At Completion Material Cost.
Activity | MaterialCostPercentComplete | Percent | X | The percent complete of costs for all material resources assigned to the activity. Computed as actual nonlabor cost / at completion nonlabor cost * 100. Always in the range 0 to 100.
Activity | MaterialCostVariance | Cost | X | The project BaselinePlannedMaterialCost minus the AtCompletionMaterialCost.
Activity | Name | String |  | The name of the activity. The activity name does not have to be unique.
Activity | NonLaborCost1Variance | Cost | X | The difference between the primary baseline nonlabor cost and at completion nonlabor cost. Calculated as BL nonlabor cost - at completion nonlabor cost.
Activity | NonLaborCostPercentComplete | Percent | X | The percent complete of costs for all nonlabor resources assigned to the activity. Computed as actual nonlabor cost / at completion nonlabor cost * 100. Always in the range 0 to 100.
Activity | NonLaborCostVariance | Cost | X | The difference between the project baseline labor cost and at completion labor cost. Calculated as BL nonlabor cost - at completion nonlabor cost.
Activity | NonLaborUnits1Variance | Unit | X | The difference between the primary baseline nonlabor units and at completion nonlabor units. Calculated as BL nonlabor units - at completion nonlabor units.
Activity | NonLaborUnitsPercentComplete | Percent |  | The percent complete of units for all nonlabor resources for the activity. Computed as actual nonlabor units / at completion nonlabor units * 100. Always in the range 0 to 100.
Activity | NonLaborUnitsVariance | Unit | X | The difference between the project baseline labor units and at completion labor units. Calculated as BL nonlabor units - at completion nonlabor units.
Activity | NotesToResources | String |  | The notes from the project manager to the timesheet resources.
Activity | ObjectId | ObjectId |  | The unique ID generated by the system.
Activity | PercentComplete | Percent |  | The activity percent complete. This value is tied to the activity duration % complete, units % complete, or physical % complete, depending on the setting for the activity's percent complete type, which is one of Duration, Units, or Physical. Always in the range 0 to 100.
Activity | PercentCompleteType | PercentCompleteType |  | The activity percent complete type: 'Physical', 'Duration', or 'Units'.
Activity | PerformancePercentComplete | Percent | X | The activity performance percent complete. The performance percent complete is used to compute earned value and may be based on the activity % complete, on the 0/100 rule, on the 50/50 rule, etc., depending on the technique for computing earned-value percent complete for the activity's WBS. The performance % complete specifies what percentage of the activity's planned worth has been earned so far.
Activity | PhysicalPercentComplete | Percent |  | The physical percent complete, which can either be user entered or calculated from the activity's weighted steps.
Activity | PlannedDuration | Duration |  | The total working time from the activity planned start date to the planned finish date. The planned working time is computed using the activity's calendar. This field is named OriginalDuration in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | PlannedExpenseCost | Cost | X | The planned costs for all project expenses associated with the activity. This field is named BudgetedExpenseCost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | PlannedFinishDate | EndDate |  | The date the activity is scheduled to finish. This date is computed by the project scheduler but can be updated manually by the project manager. This date is not changed by the project scheduler after the activity has been started.
Activity | PlannedLaborCost | Cost |  | The planned costs for all labor resources assigned to the activity. If no resources are assigned, computed as the activity planned labor units * project default price / time. This field is named BudgetedLaborCost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | PlannedLaborUnits | Unit |  | The planned units for all labor resources assigned to the activity. This field is named BudgetedLaborUnits in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | PlannedMaterialCost | Cost | X | The sum of all material resource costs.
Activity | PlannedNonLaborCost | Cost |  | The planned costs for all nonlabor resources assigned to the activity. If no resources are assigned, computed as the activity planned nonlabor units * project default price / time. This field is named BudgetedNonLaborCost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | PlannedNonLaborUnits | Unit |  | The planned units for all nonlabor resources assigned to the activity. This field is named BudgetedNonLaborUnits in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | PlannedStartDate | BeginDate |  | The date the activity is scheduled to begin. This date is computed by the project scheduler but can be updated manually by the project manager. This date is not changed by the project scheduler after the activity has been started.
Activity | PlannedTotalCost | Cost | X | The planned total cost for the activity, including labor resources, nonlabor resources, and project expenses. Planned total cost = planned labor cost + planned nonlabor cost + planned expense cost. This field is named BudgetedTotalCost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | PlannedTotalUnits | Unit | X | The sum of Planned Labor Units and Planned Nonlabor Units. This field is named BudgetedTotalUnits in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Activity | PlannedValueCost | Cost | X | The portion of the project baseline total cost of the activity that is scheduled to be completed as of the project data date. Computed as BAC * schedule % complete. Also known as the work scheduled to be performed for the activity. The schedule % complete specifies how much of the activity's project baseline duration has been completed so far. BAC is computed from the project baseline.
Activity | PlannedValueLaborUnits | Unit | X | The portion of the project baseline labor units that is scheduled to be completed as of the project data date. Computed as BL labor units * schedule % complete. The schedule % complete specifies how much of the activity's project baseline duration has been completed so far. BL labor units is taken from the project baseline.
Activity | PrimaryConstraintDate | java.util.Date |  | The constraint date for the activity, if the activity has a constraint. The activity's constraint type determines whether this is a start date or finish date. Activity constraints are used by the project scheduler.
Activity | PrimaryConstraintType | ConstraintType |  | The type of constraint applied to the activity start or finish date. Activity constraints are used by the project scheduler. Start date constraints are 'Start On', 'Start On or Before', and 'Start On or After'. Finish date constraints are 'Finish On', 'Finish On or Before', and 'Finish On or After'. Another type of constraint, 'As Late As Possible', schedules the activity as late as possible based on the available free float.
Activity | PrimaryResourceId | String | X | The name of the resource.
Activity | PrimaryResourceName | String | X | The name of the resource.
Activity | PrimaryResourceObjectId | ObjectId |  | The unique ID of the primary resource for the activity. The primary resource is responsible for the overall work on the activity and updates the activity status using Timesheets.
Activity | ProjectId | String | X | The short code of the associated project.
Activity | ProjectName | String | X | The name of the associated project.
Activity | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
Activity | RemainingDuration | Duration |  | The remaining duration of the activity. Remaining duration is the total working time from the activity remaining start date to the remaining finish date. The remaining working time is computed using the activity's calendar. Before the activity is started, the remaining duration is the same as the planned duration. After the activity is completed the remaining duration is zero.
Activity | RemainingEarlyFinishDate | EndDate |  | The remaining late end date, which is calculated by the scheduler.
Activity | RemainingEarlyStartDate | BeginDate |  | The date the remaining work for the activity is scheduled to begin. This date is computed by the project scheduler but can be updated manually by the project manager. Before the activity is started, the remaining start date is the same as the planned start date. This is the start date that Timesheets users follow.
Activity | RemainingExpenseCost | Cost | X | The remaining costs for all project expenses associated with the activity.
Activity | RemainingFloat | Duration | X | The amount of time remaining by which the activity can be delayed before delaying the project finish date. Computed as late finish - remaining finish. If the remaining finish is the same as the early finish (in general, when the activity is not started), then the remaining float is the same as the total float.
Activity | RemainingLaborCost | Cost |  | The remaining costs for all labor resources assigned to the activity. If no resources are assigned, computed as the activity remaining labor units * project default price / time.
Activity | RemainingLaborUnits | Unit |  | The remaining units for all labor resources assigned to the activity. The remaining units reflects the work remaining to be done for the activity. Before the activity is started, the remaining units are the same as the planned units. After the activity is completed, the remaining units are zero.
Activity | RemainingLateFinishDate | EndDate |  | The remaining late finish date calculated by the scheduler.
Activity | RemainingLateStartDate | BeginDate |  | The remaining late start date calculated by the scheduler.
Activity | RemainingMaterialCost | Cost | X | The sum of all material resource remaining costs.
Activity | RemainingNonLaborCost | Cost |  | The remaining costs for all nonlabor resources assigned to the activity. If no resources are assigned, computed as the activity remaining nonlabor units * project default price / time.
Activity | RemainingNonLaborUnits | Unit |  | The remaining units for all nonlabor resources assigned to the activity. The remaining units reflects the work remaining to be done for the activity. Before the activity is started, the remaining units are the same as the planned units. After the activity is completed, the remaining units are zero.
Activity | RemainingTotalCost | Cost | X | The remaining total cost for the activity, including labor resources, nonlabor resources, and project expenses. Remaining total cost = remaining labor costs + remaining nonlabor costs + remaining expense costs.
Activity | RemainingTotalUnits | Unit | X | The sum of Remaining Labor Units and Remaining Nonlabor Units.
Activity | ResumeDate | EndDate |  | The date when a suspended task or resource dependent activity should be resumed. The resume date must be later than the suspend date and earlier than the actual finish date. The Suspend/Resume period behaves like a nonworktime on the activity calendar or resource calendar for task and resource dependent activities.
Activity | ReviewFinishDate | EndDate | X | The finish date of the activity as proposed by the primary resource using Timesheets, while the activity is in "For Review" state. If the project manager approves the activity completion, the review finish is copied to the actual finish.
Activity | ReviewStatus | ReviewStatus |  | The activity review status. Valid values are 'OK', 'For Review', and 'Rejected'. Primary resources set the status to 'For Review' when they believe the activity is completed but are not allowed to mark activities as completed.
Activity | SchedulePercentComplete | Percent | X | The activity schedule percent complete, which specifies how much of the activity's project baseline duration has been completed so far. Computed based on where the current data date falls relative to the activity's project baseline start and finish dates. If the data date is earlier than the BL start, the schedule % complete is 0. If the data date is later than the BL finish, the schedule % complete is 100. The schedule % complete indicates how much of the activity duration should be currently completed, relative to the selected project baseline.
Activity | SchedulePerformanceIndex | double | X | The ratio of the earned value of work performed and the work scheduled to be performed. Computed as SPI = earned value/ planned value. A value less than 1 indicates that less work was actually performed than was scheduled.
Activity | SchedulePerformanceIndexLaborUnits | double | X | The ratio of the earned value of labor units and the planned value of labor units. Computed as SPI labor units = earned value labor units / planned value labor units.
Activity | ScheduleVariance | Cost | X | The difference between the earned value of work performed and the work scheduled to be performed. Computed as SV = earned value - planned value. A negative value indicates that less work was actually performed than was scheduled.
Activity | ScheduleVarianceIndex | double | X | The ratio of the schedule variance and the work scheduled to be performed. Computed as SVI = SV / planned value.
Activity | ScheduleVarianceIndexLaborUnits | double | X | The ratio of the schedule variance and the work scheduled to be performed. Computed as SVI labor units = SV labor units / planned value labor units.
Activity | ScheduleVarianceLaborUnits | Unit | X | The difference between the earned value of work performed and the work scheduled to be performed. Computed as SV labor units = earned value labor units - planned value labor units.
Activity | SecondaryConstraintDate | java.util.Date |  | The date to be used for the cstr_type2 assignment, if the activity has a cstr_type2 value. The activity's constraint type determines whether this is a start date or finish date. Activity constraints are used by the project scheduler.
Activity | SecondaryConstraintType | ConstraintType |  | The additional constraint to be used by the scheduler. If more than one constraint is assigned, this value should be restricted to one of the following: "Start On or Before", "Start On or After", "Finish On or Before", or "Finish On or After".
Activity | StartDate | BeginDate |  | The start date of the activity. Set to the remaining start date until the activity is started, then set to the actual start date.
Activity | StartDate1Variance | Duration | X | The duration between the start date in the current project and the primary baseline start date. Calculated as start date - primary baseline start date.
Activity | StartDateVariance | Duration | X | The duration between the start date in the current project and the project baseline start date. Calculated as start date - project baseline start date.
Activity | Status | ActivityStatus |  | The current status of the activity, either 'Not Started', 'In Progress', or 'Completed'.
Activity | SuspendDate | BeginDate |  | The start date when the progress of a task or resource dependent activity is delayed from. The suspend date must be later than the actual start date, which the activity must have. The progress of the activity can be resumed by setting the resume date. The Suspend/Resume period behaves like a nonworktime on the activity calendar or resource calendar for task and resource dependent activities.
Activity | ToCompletePerformanceIndex | double | X | The TCPI, which is calculated as (budget at completion - earned value) / (estimate at completion - ACWP).
Activity | TotalCost1Variance | Cost | X | The difference between the primary baseline total cost and the at completion total cost. Calculated as BL total cost - at completion total cost.
Activity | TotalCostVariance | Cost | X | The difference between the project baseline total cost and the at completion total cost. Calculated as BL total cost - at completion total cost.
Activity | TotalFloat | Duration | X | The amount of time the activity can be delayed before delaying the project finish date. Total float can be computed as late start - early start or as late finish - early finish; this option can be set when running the project scheduler.
Activity | Type | ActivityType |  | The type of activity, either 'Task Dependent', 'Resource Dependent', 'Level of Effort', 'Start Milestone', 'Finish Milestone', or 'WBS Summary'. A 'Task Dependent' activity is scheduled using the activity's calendar rather than the calendars of the assigned resources. A 'Resource Dependent' activity is scheduled using the calendars of the assigned resources. This type is used when several resources are assigned to the activity, but they may work separately. A 'Start Milestone' or 'Finish Milestone' is a zero-duration activity without resources, marking a significant project event. A 'Level of Effort' activity has a duration that is determined by its dependent activities. Administration-type activities are typically 'Level of Effort'. A 'WBS Summary' comprises a group of activities that share a common WBS level. For example, all activities whose WBS codes start with A (A.1, A.1.1, A.1.1.2, A.2, A.3 and so forth) can be part of one WBS activity whose WBS code is A.
Activity | UnitsPercentComplete | Percent |  | The percent complete of units for all labor and nonlabor resources assigned to the activity. Computed as actual units / at completion units * 100. Always in the range 0 to 100.
Activity | UnreadCommentCount | int | X | The total number of unread comments on this activity for a user.
Activity | WBSCode | String | X | The short code assigned to each WBS element for identification. Each WBS element is uniquely identified by concatenating its own code together with its parents' codes.
Activity | WBSName | String | X | The name of the WBS element.
Activity | WBSObjectId | ObjectId |  | The unique ID of the WBS for the activity.

## ActivityCode

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityCode | CodeTypeName | String | X | The name of the parent code type for this code.
ActivityCode | CodeTypeObjectId | ObjectId |  | The unique ID of the parent activity code type.
ActivityCode | CodeTypeScope | ActivityCodeTypeScope | X | The scope of the parent activity code type: Global, EPS, or Project. An activity code with Global scope can be assigned to any activity. An activity code with EPS scope can be assigned only to an activity within a project under that particular EPS. Similarly, an activity code with Project scope can be assigned only to an activity within that particular project.
ActivityCode | CodeValue | String |  | The value of the activity code.
ActivityCode | Color | int |  | The Hex representation for the color e.g. 0xFFFFFF.
ActivityCode | CreateDate | java.util.Date | X | The date this activity code was created.
ActivityCode | CreateUser | String | X | The name of the user that created this activity code.
ActivityCode | Description | String |  | The description of the activity code.
ActivityCode | LastUpdateDate | java.util.Date | X | The date this activity code was last updated.
ActivityCode | LastUpdateUser | String | X | The name of the user that last updated this activity code.
ActivityCode | ObjectId | ObjectId |  | The unique ID generated by the system.
ActivityCode | ParentObjectId | ObjectId |  | The unique ID of the parent activity code of this activity code in the hierarchy.
ActivityCode | ProjectObjectId | ObjectId | X | The unique project ID of the parent code type for this code if code type scope is 'Project' or 'EPS', null for code types with scope 'Global'.
ActivityCode | SequenceNumber | int |  | The sequence number for sorting.

## ActivityCodeAssignment

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityCodeAssignment | ActivityCodeDescription | String | X | The description of the associated activity code.
ActivityCodeAssignment | ActivityCodeObjectId | ObjectId |  | The unique ID of the associated activity code.
ActivityCodeAssignment | ActivityCodeTypeName | String | X | The name of the parent activity code type.
ActivityCodeAssignment | ActivityCodeTypeObjectId | ObjectId | X | The unique ID of the parent activity code type.
ActivityCodeAssignment | ActivityCodeTypeScope | ActivityCodeTypeScope | X | The scope of the associated activity code type: Global, EPS, or Project. An activity code with Global scope can be assigned to any activity. An activity code with EPS scope can be assigned only to an activity within a project under that particular EPS. Similarly, an activity code with Project scope can be assigned only to an activity within that particular project.
ActivityCodeAssignment | ActivityCodeValue | String | X | The value of the associated activity code.
ActivityCodeAssignment | ActivityId | String | X | The short ID that uniquely identifies the activity to which the activity code is assigned.
ActivityCodeAssignment | ActivityName | String | X | The name of the activity to which the activity code is assigned.
ActivityCodeAssignment | ActivityObjectId | ObjectId |  | The unique ID of the activity to which the activity code is assigned.
ActivityCodeAssignment | CreateDate | java.util.Date | X | The date this code assignment was created.
ActivityCodeAssignment | CreateUser | String | X | The name of the user that created this code assignment.
ActivityCodeAssignment | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ActivityCodeAssignment | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ActivityCodeAssignment | LastUpdateDate | java.util.Date | X | The date this code assignment was last updated.
ActivityCodeAssignment | LastUpdateUser | String | X | The name of the user that last updated this code assignment.
ActivityCodeAssignment | ProjectId | String | X | The short code of the associated project.
ActivityCodeAssignment | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ActivityCodeAssignment | WBSObjectId | ObjectId | X | The unique ID of the WBS for the associated activity.

## ActivityCodeType

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityCodeType | CreateDate | java.util.Date | X | The date this Activity Code Type was created.
ActivityCodeType | CreateUser | String | X | The name of the user that created this ActivityCodeType.
ActivityCodeType | EPSObjectId | ObjectId |  | The unique ID of the associated EPS.
ActivityCodeType | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ActivityCodeType | IsSecureCode | boolean |  | The flag indicating whether this is a secure Activity Code Type.
ActivityCodeType | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ActivityCodeType | LastUpdateDate | java.util.Date | X | The date this Activity Code Type was last updated.
ActivityCodeType | LastUpdateUser | String | X | The name of the user that last updated this ActivityCodeType.
ActivityCodeType | Length | int |  | The maximum number of characters allowed for values of this activity code.
ActivityCodeType | Name | String |  | The name of the activity code type.
ActivityCodeType | ObjectId | ObjectId |  | The unique ID generated by the system.
ActivityCodeType | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
ActivityCodeType | RefProjectObjectIds | String |  | The IDs of the referring projects. Used for multiple project import export.
ActivityCodeType | Scope | ActivityCodeTypeScope |  | The scope of the code type: Global, EPS, or Project. An activity code with Global scope can be assigned to any activity. An activity code with EPS scope can be assigned only to an activity within a project under that particular EPS. Similarly, an activity code with Project scope can be assigned only to an activity within that particular project.
ActivityCodeType | SequenceNumber | int |  | The sequence number for sorting.

## ActivityComment

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityComment | ActivityObjectId | ObjectId |  | The unique ID of the activity to which this comment is added.
ActivityComment | CommentDate | java.util.Date |  | The date on which this comment was added.
ActivityComment | CommentText | String |  | The comment.
ActivityComment | CreateDate | java.util.Date | X | The date this activity code was created.
ActivityComment | CreateUser | String | X | The name of the user that created this activity code.
ActivityComment | LastUpdateDate | java.util.Date | X | The date this activity code was last updated.
ActivityComment | LastUpdateUser | String | X | The name of the user that last updated this activity code.
ActivityComment | ObjectId | ObjectId |  | The unique ID generated by the system.
ActivityComment | PersonalName | String | X | The commented user's personal or actual name.
ActivityComment | ReadFlag | boolean |  | The flag that identifies whether a comment is read by a particular user.
ActivityComment | UserObjectId | ObjectId |  | The unique ID of the user who added this comment.

## ActivityExpense

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityExpense | AccrualType | AccrualType |  | The accrual type for the project expense. If the accrual type is 'Start of Activity', the entire expense costs are accrued at the start date of the activity. If the accrual type is 'End of Activity', the entire expense costs are accrued at the finish date of the activity. If the accrual type is 'Uniform over Activity', the expense costs are accrued uniformly over the duration of the activity.
ActivityExpense | ActivityId | String | X | The short ID that uniquely identifies the activity within the project.
ActivityExpense | ActivityName | String | X | The name of the activity. The activity name does not have to be unique.
ActivityExpense | ActivityObjectId | ObjectId |  | The unique ID of the activity to which the project expense is linked. Every project expense is associated with one activity in the project.
ActivityExpense | ActualCost | Cost |  | The actual cost for the project expense.
ActivityExpense | ActualUnits | double |  | The actual units for the project expense.
ActivityExpense | AtCompletionCost | double | X | The sum of the actual plus remaining costs for the project expense. Computed as actual cost + remaining cost.
ActivityExpense | AtCompletionUnits | double | X | The at completion units for the project expense.
ActivityExpense | AutoComputeActuals | boolean |  | The flag that identifies whether the actual and remaining costs for the expense are computed automatically using the planned cost and the activity's schedule percent complete. If this option is selected, the actual/remaining costs are automatically updated when project actuals are applied. This assumes the expenses are made according to plan.
ActivityExpense | CostAccountId | String | X | The id of associated cost account.
ActivityExpense | CostAccountName | String | X | The name of the associated cost account.
ActivityExpense | CostAccountObjectId | ObjectId |  | The unique ID of the cost account associated with the project expense.
ActivityExpense | CreateDate | java.util.Date | X | The date this expense was created.
ActivityExpense | CreateUser | String | X | The name of the user that created this expense.
ActivityExpense | DocumentNumber | String |  | The document number for the expense. Use this for the purchase order number, invoice number, requisition number, or similar, as needed.
ActivityExpense | ExpenseCategoryName | String | X | The name of the expense category.
ActivityExpense | ExpenseCategoryObjectId | ObjectId |  | The unique ID of the expense category for the project expense.
ActivityExpense | ExpenseDescription | String |  | The description of the expense.
ActivityExpense | ExpenseItem | String |  | The name of the project expense.
ActivityExpense | ExpensePercentComplete | Percent |  | The percent complete of the project expense.
ActivityExpense | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ActivityExpense | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ActivityExpense | LastUpdateDate | java.util.Date | X | The date this expense was last updated.
ActivityExpense | LastUpdateUser | String | X | The name of the user that last updated this expense.
ActivityExpense | ObjectId | ObjectId |  | The unique ID generated by the system.
ActivityExpense | OverBudget | boolean | X | The indicator that reflects whether the project expense is over budget. An expense is over budget when the actual cost + remaining cost exceeds the planned cost.
ActivityExpense | PlannedCost | Cost |  | The planned cost for the project expense. This field is named BudgetedCost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
ActivityExpense | PlannedUnits | double |  | The planned number of units for the project expense. This number is multiplied by the price per unit to compute the planned cost. This field is named BudgetedUnits in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
ActivityExpense | PricePerUnit | Cost |  | The planned price per unit for the project expense. This number is multiplied by the planned number of units to compute the planned cost.
ActivityExpense | ProjectId | String | X | The short code that uniquely identifies the project.
ActivityExpense | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ActivityExpense | RemainingCost | Cost |  | The remaining cost for the project expense. Before actual expenses are made, remaining cost should be the same as planned cost. While the activity is in progress, the remaining cost should be updated to reflect the estimated remaining cost required for the expense. After the expense is completed, the remaining cost should be zero.
ActivityExpense | RemainingUnits | double |  | The remaining units for the project expense.
ActivityExpense | UnitOfMeasure | String |  | The unit of measure for the project expense.
ActivityExpense | Vendor | String |  | The name of the vendor providing the product or service associated with the expense.
ActivityExpense | WBSObjectId | ObjectId | X | The unique ID of the WBS for the activity.

## ActivityNote

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityNote | ActivityId | String | X | The short ID that uniquely identifies the activity to which the activity note is assigned.
ActivityNote | ActivityName | String | X | The name of the activity to which the activity note is assigned.
ActivityNote | ActivityObjectId | ObjectId |  | The unique ID of the activity to which the activity note is assigned.
ActivityNote | CreateDate | java.util.Date | X | The date this note was created.
ActivityNote | CreateUser | String | X | The name of the user that created this note.
ActivityNote | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ActivityNote | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ActivityNote | LastUpdateDate | java.util.Date | X | The date this note was last updated.
ActivityNote | LastUpdateUser | String | X | The name of the user that last updated this note.
ActivityNote | Note | String |  | The information that is associated with the notebook topic.
ActivityNote | NotebookTopicName | String | X | The name of the associated notebook topic.
ActivityNote | NotebookTopicObjectId | ObjectId |  | The unique ID of the associated notebook topic.
ActivityNote | ObjectId | ObjectId |  | The unique ID generated by the system.
ActivityNote | ProjectId | String | X | The short code that uniquely identifies the associated project.
ActivityNote | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ActivityNote | RawTextNote | String | X | The information that is associated with the notebook topic, without any HTML.
ActivityNote | WBSObjectId | ObjectId | X | The unique ID of the WBS for the activity.

## ActivityOwner

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityOwner | ActivityObjectId | ObjectId |  | The unique ID of the associated activity.
ActivityOwner | CreateDate | java.util.Date | X | The date this activity owner was created.
ActivityOwner | CreateUser | String | X | The name of the user that created this activity owner.
ActivityOwner | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ActivityOwner | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ActivityOwner | LastUpdateDate | java.util.Date | X | The date this activity owner was last updated.
ActivityOwner | LastUpdateUser | String | X | The name of the user that last updated this activity owner.
ActivityOwner | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ActivityOwner | UserObjectId | ObjectId |  | The unique ID of the associated user.

## ActivityPeriodActual

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityPeriodActual | ActivityObjectId | ObjectId |  | The unique ID of the associated activity.
ActivityPeriodActual | ActualExpenseCost | Cost |  | The actual expense cost on this activity during a financial period.
ActivityPeriodActual | ActualLaborCost | Cost |  | The actual labor cost on this activity during a financial period.
ActivityPeriodActual | ActualLaborUnits | Unit |  | The actual labor units on this activity during a financial period.
ActivityPeriodActual | ActualMaterialCost | Cost | X | The actual material cost on this activity during a financial period.
ActivityPeriodActual | ActualNonLaborCost | Cost |  | The actual nonlabor cost on this activity during a financial period.
ActivityPeriodActual | ActualNonLaborUnits | Unit |  | The actual nonlabor units on this activity during a financial period.
ActivityPeriodActual | CreateDate | java.util.Date | X | The date this activity period actual was created.
ActivityPeriodActual | CreateUser | String | X | The name of the user that created this activity period actual.
ActivityPeriodActual | EarnedValueCost | Cost |  | The earned value cost on this activity during a financial period.
ActivityPeriodActual | EarnedValueLaborUnits | Unit |  | The earned value labor units on this activity during a financial period.
ActivityPeriodActual | FinancialPeriodObjectId | ObjectId |  | The unique ID of the associated financial period.
ActivityPeriodActual | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ActivityPeriodActual | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ActivityPeriodActual | LastUpdateDate | java.util.Date | X | The date this activity period actual was last updated.
ActivityPeriodActual | LastUpdateUser | String | X | The name of the user that last updated this activity period actual.
ActivityPeriodActual | PlannedValueCost | Cost |  | The planned value cost on this activity during a financial period.
ActivityPeriodActual | PlannedValueLaborUnits | Unit |  | The planned value labor units on this activity during a financial period.
ActivityPeriodActual | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ActivityPeriodActual | WBSObjectId | ObjectId | X | The unique ID of the WBS for the activity.

## ActivityRisk

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityRisk | ActivityId | String | X | The id of an activity impacted by the Risk.
ActivityRisk | ActivityName | String | X | The name of an activity impacted by the Risk. The activity name does not have to be unique.
ActivityRisk | ActivityObjectId | ObjectId |  | The unique ID of the activity to which the risk is assigned.
ActivityRisk | CreateDate | java.util.Date | X | The date this activity was created.
ActivityRisk | CreateUser | String | X | The name of the user that created this activity risk.
ActivityRisk | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ActivityRisk | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ActivityRisk | LastUpdateDate | java.util.Date | X | The date this activity was last updated.
ActivityRisk | LastUpdateUser | String | X | The name of the user that last updated this activity risk.
ActivityRisk | ProjectId | String | X | The short code of the associated project.
ActivityRisk | ProjectName | String | X | The name of the associated project.
ActivityRisk | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ActivityRisk | RiskId | String | X | The ID of the Risk. Must be unique within a project.
ActivityRisk | RiskName | String | X | The name of the Risk. Does not need to be unique.
ActivityRisk | RiskObjectId | ObjectId |  | The unique ID of the associated risk.

## ActivityStep

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityStep | ActivityId | String | X | The short ID that uniquely identifies the activity within the project.
ActivityStep | ActivityName | String | X | The name of the activity. The activity name does not have to be unique.
ActivityStep | ActivityObjectId | ObjectId |  | The unique ID of the activity to which the steps are assigned.
ActivityStep | CreateDate | java.util.Date | X | The date this activity step was created.
ActivityStep | CreateUser | String | X | The name of the user that created this activity step.
ActivityStep | Description | String |  | The description of the activity step.
ActivityStep | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ActivityStep | IsCompleted | boolean |  | The flag that indicates whether the step has been completed.
ActivityStep | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ActivityStep | LastUpdateDate | java.util.Date | X | The date this activity step was last updated.
ActivityStep | LastUpdateUser | String | X | The name of the user that last updated this activity step.
ActivityStep | Name | String |  | The name of the activity step.
ActivityStep | ObjectId | ObjectId |  | The unique ID generated by the system.
ActivityStep | PercentComplete | Percent |  | The percent complete for the step.
ActivityStep | ProjectId | String | X | The short code that uniquely identifies the project.
ActivityStep | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ActivityStep | SequenceNumber | int |  | The sequence number for sorting.
ActivityStep | WBSObjectId | ObjectId | X | The unique ID of the WBS for the activity.
ActivityStep | Weight | double |  | The weight that is assigned to the step. This is a user defined field that is used to calculate the physical percent complete when the project option is set.
ActivityStep | WeightPercent | Percent | X | The non-editable field that displays the percentage amount that corresponds to the step. It is calculated by taking the weight of the step and dividing it by the total of all weights for the activity.

## ActivityStepTemplate

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityStepTemplate | CreateDate | java.util.Date | X | The date this activity step template was created.
ActivityStepTemplate | CreateUser | String | X | The name of the user that created this activity step template.
ActivityStepTemplate | LastUpdateDate | java.util.Date | X | The date this activity step template was last updated.
ActivityStepTemplate | LastUpdateUser | String | X | The name of the user that last updated this activity step template.
ActivityStepTemplate | Name | String | X | The name of the activity step template.
ActivityStepTemplate | ObjectId | ObjectId | X | The unique ID generated by the system.
ActivityStepTemplate | SequenceNumber | int | X | The sequence number for sorting.
ActivityStepTemplate | StepCount | int | X | The number of items in this activity step template.

## ActivityStepTemplateItem

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ActivityStepTemplateItem | ActivityStepTemplateObjectId | ObjectId | X | The unique ID of the activity step template to which this item belongs.
ActivityStepTemplateItem | CreateDate | java.util.Date | X | The date this activity step template item was created.
ActivityStepTemplateItem | CreateUser | String | X | The name of the user that created this activity step template item.
ActivityStepTemplateItem | Description | String | X | The description of the activity step.
ActivityStepTemplateItem | LastUpdateDate | java.util.Date | X | The date this activity step template item was last updated.
ActivityStepTemplateItem | LastUpdateUser | String | X | The name of the user that last updated this activity step template item.
ActivityStepTemplateItem | Name | String | X | The name of the activity step templat item.
ActivityStepTemplateItem | ObjectId | ObjectId | X | The unique ID generated by the system.
ActivityStepTemplateItem | SequenceNumber | int | X | The sequence number for sorting.
ActivityStepTemplateItem | Weight | double | X | The weight that is assigned to the step. This is a user defined field that is used to calculate the physical percent complete when the project option is set.

## BaselineProject

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
BaselineProject | ActivityDefaultActivityType | ActivityType |  | The default type for activities. Possible values are 'Task Dependent', 'Resource Dependent', 'Level of Effort', or 'Milestone'. A 'Task Dependent' activity is scheduled using the activity's calendar rather than the calendars of the assigned resources. A 'Resource Dependent' activity is scheduled using the calendars of the assigned resources. This type is used when several resources are assigned to the activity, but they may work separately. A 'Milestone' is a zero-duration activity without resources, marking a significant project event. A 'Level of Effort' activity has a duration that is determined by its dependent activities. Administration-type activities are typically 'Level of Effort'.
BaselineProject | ActivityDefaultCalendarObjectId | ObjectId |  | The unique ID of the calendar assigned to new activities by default. Can be null for EPS and baselines.
BaselineProject | ActivityDefaultCostAccountObjectId | ObjectId |  | The unique ID of the cost account assigned to new activities and project expenses by default.
BaselineProject | ActivityDefaultDurationType | DurationType |  | The duration type assigned to new activities by default. Valid values are 'Fixed Units/Time', 'Fixed Duration and Units/Time', 'Fixed Units', or 'Fixed Duration and Units'.
BaselineProject | ActivityDefaultPercentCompleteType | PercentCompleteType |  | The percent complete type assigned to new activities by default. Valid values are 'Physical', 'Duration', and 'Units'.
BaselineProject | ActivityDefaultPricePerUnit | Cost |  | The price used to estimate resource costs for activities that have planned, actual, or remaining units, but no resource assignments. This price is also used to compute costs for activities in cases where resources are assigned but the resources have no prices. Resource cost is computed as the resource units multiplied by the price per time.
BaselineProject | ActivityIdBasedOnSelectedActivity | boolean |  | The flag that indicates how to auto-number activity IDs for new activities-Y/N - Y means use the selected activity's activity ID as prefix, N means use standard auto-numbering based on the prefix, suffix. Default = 'N'
BaselineProject | ActivityIdIncrement | int |  | The increment used for auto-numbering of activity IDs. When a new activity is created, the activity ID is automatically generated using auto-numbering. Activity ID auto-numbering concatenates the prefix and the suffix, with the suffix incremented to make the code unique. Example: 'A', '1000', '10' yields activity IDs of 'A1010', 'A1020', 'A1030', etc.
BaselineProject | ActivityIdPrefix | String |  | The prefix used for auto-numbering of activity IDs. When a new activity is created, the activity ID is automatically generated using auto-numbering. Activity ID auto-numbering concatenates the prefix and the suffix, with the suffix incremented to make the code unique. Example: 'A', '1000', '10' yields activity IDs of 'A1010', 'A1020', 'A1030', etc.
BaselineProject | ActivityIdSuffix | int |  | The suffix used for auto-numbering of activity IDs. When a new activity is created, the activity ID is automatically generated using auto-numbering. Activity ID auto-numbering concatenates the prefix and the suffix, with the suffix incremented to make the code unique. Example: 'A', '1000', '10' yields activity IDs of 'A1010', 'A1020', 'A1030', etc.
BaselineProject | ActivityPercentCompleteBasedOnActivitySteps | boolean |  | The flag that indicates whether activity physical percent complete is automatically computed from the activity steps completed.
BaselineProject | AddActualToRemaining | boolean |  | The flag that indicates whether to add actual to remaining or to subtract actual from at complete when actual units and costs are updated. Default = 'Y'
BaselineProject | AddedBy | String |  | The name of the user who added the project to the database.
BaselineProject | AnnualDiscountRate | double |  | The user-defined number field that identifies the discount rate for the project.
BaselineProject | AnticipatedFinishDate | EndDate |  | The anticipated finish date of WBS, project and EPS elements. User-entered - not dependent upon any other fields. If there are no children, the anticipated finish date will be the finish date displayed in the columns.
BaselineProject | AnticipatedStartDate | BeginDate |  | The anticipated start date of WBS, project and EPS elements. User-entered - not dependent upon any other fields. If there are no children, the anticipated start date will be the start date displayed in the columns.
BaselineProject | AssignmentDefaultDrivingFlag | boolean |  | The default flag assigned to new assignments, to indicate whether assignments will drive activity dates.
BaselineProject | AssignmentDefaultRateType | DefaultRateType |  | The default rate type when adding resource assignments to a project. Valid values are 'Price / Unit', 'Price / Unit2', 'Price / Unit3', 'Price / Unit4', and 'Price / Unit5'.
BaselineProject | BaselineTypeName | String | X | The name of the baseline type for this project baseline. Baseline types are used to categorize project baselines.
BaselineProject | BaselineTypeObjectId | ObjectId |  | The unique ID of the baseline type.
BaselineProject | CheckOutDate | java.util.Date | X | The date on which the baseline project was checked out of the Project Management database.
BaselineProject | CheckOutStatus | boolean | X | The flag that indicates that the baseline project is currently checked out to an external file or database and is being managed remotely.
BaselineProject | CheckOutUserObjectId | ObjectId | X | The unique ID of the User that checked out this baseline project.
BaselineProject | ContainsSummaryData | boolean | X | The flag that indicates that the WBS has been summarized.
BaselineProject | CostQuantityRecalculateFlag | boolean |  | The flag that indicates whether quantities should be updated when costs are updated, if costs and quantities are linked.
BaselineProject | CreateDate | java.util.Date | X | The date this project baseline was created.
BaselineProject | CreateUser | String | X | The name of the user that created this project baseline.
BaselineProject | CriticalActivityFloatLimit | Duration |  | The duration used to determine if an activity is critical. When an activity has total float that is less than or equal to this duration, the activity is marked as critical.
BaselineProject | CriticalActivityPathType | CriticalActivityPathType |  | The critical path type, which indicates how critical path activities are identified for the project, based on either 'Critical Float' or 'Longest Path'.
BaselineProject | CurrentBudget | Cost | X | The sum of the original budget plus the approved and pending budgets from the budget change log.
BaselineProject | CurrentVariance | Cost | X | The current budget minus the total spending plan.
BaselineProject | DataDate | java.util.Date |  | The current data date for the project. The project status is up to date as of the data date. The data date is modified when project actuals are applied.
BaselineProject | DateAdded | java.util.Date |  | The date on which the project was added to the Project Management database.
BaselineProject | DefaultPriceTimeUnits | UnitType |  | The time units associated with the project's default price per time. Valid values are 'Hour', 'Day', 'Week', 'Month', and 'Year'.
BaselineProject | Description | String |  | The description of the Project.
BaselineProject | DiscountApplicationPeriod | DiscountApplicationPeriod |  | The timescale for entering ROI spending and benefit plan. Valid values are 'Month', 'Quarter', or 'Year'.
BaselineProject | DistributedCurrentBudget | Cost | X | The sum of the current budget values from one level lower.
BaselineProject | EnableSummarization | boolean |  | The flag which, when true, causes the Summarizer service to automatically summarize the project. If this is false, the project will be skipped during the summary run.
BaselineProject | FinishDate | EndDate | X | The finish date of the baseline project. This field depends on summary data that was created when the original project was last summarized before this baseline was created.
BaselineProject | FiscalYearStartMonth | int |  | The month that marks the beginning of the fiscal year for the project.
BaselineProject | ForecastFinishDate | EndDate | X | The alternate end date to be optionally used by the scheduler).
BaselineProject | ForecastStartDate | BeginDate | X | The alternate start date to be optionally used by the scheduler.
BaselineProject | GUID | String |  | The globally unique ID generated by the system.
BaselineProject | HasFutureBucketData | boolean | X | The flag that indicates whether a resource assignment in the baseline has future bucket data.
BaselineProject | Id | String |  | The short code assigned to each WBS element for identification. Each WBS element is uniquely identified by concatenating its own code together with its parents' codes.
BaselineProject | IndependentETCLaborUnits | Unit |  | The user-entered ETC total labor.
BaselineProject | IndependentETCTotalCost | Cost |  | The user-entered ETC total cost.
BaselineProject | LastBaselineUpdateDate | java.util.Date |  | The date this project baseline was last changed by Baseline Update in Project Management.
BaselineProject | LastFinancialPeriodObjectId | ObjectId |  | The unique ID of the last closed financial period for the baseline project.
BaselineProject | LastSummarizedDate | java.util.Date | X | The date the project was last summarized.
BaselineProject | LastUpdateDate | java.util.Date | X | The date this project baseline was last updated.
BaselineProject | LastUpdateUser | String | X | The name of the user that last updated this project baseline.
BaselineProject | LevelingPriority | int |  | The priority for scheduling.
BaselineProject | LinkActualToActualThisPeriod | boolean |  | The flag that determines whether actual units and costs are linked to actual-this-period units and costs. Default = 'Y'
BaselineProject | LinkPercentCompleteWithActual | boolean |  | The flag that determines whether actual units and cost should be recalculated when percent complete changes. Default = 'N'
BaselineProject | LinkPlannedAndAtCompletionFlag | boolean |  | The flag that indicates whether the At Completion Cost/Units should be linked to Planned Cost/Units for not-started activities. Default = 'Y'
BaselineProject | MustFinishByDate | EndDate |  | The date by which all project activities must finish. If entered, it is used as the project late finish date by the project scheduler.
BaselineProject | Name | String |  | The name of the baseline project.
BaselineProject | OBSName | String | X | The name of the person/role in the organization, sometimes referred to as the "responsible manager".
BaselineProject | OBSObjectId | ObjectId |  | The unique ID of the project manager from the project's OBS tree who is responsible for the WBS.
BaselineProject | ObjectId | ObjectId |  | The unique ID generated by the system.
BaselineProject | OriginalBudget | Cost |  | The original budget for the baseline project.
BaselineProject | OriginalProjectObjectId | ObjectId |  | The unique ID of the project from which the project baseline was created, if the current project is a project baseline.
BaselineProject | OwnerResourceObjectId | ObjectId |  | The unique ID of the Owner Resource of this baseline project.
BaselineProject | ParentEPSObjectId | ObjectId |  | The unique ID of the parent EPS of this baseline project.
BaselineProject | PlannedStartDate | BeginDate |  | The planned start date of the project. Used by the project scheduler.
BaselineProject | PrimaryResourcesCanMarkActivitiesAsCompleted | boolean |  | The flag that indicates whether primary resources can mark the project activities as completed. If not selected, a primary resource can only mark an activity as For Review. In this case the project manager reviews the activity and marks it as either Rejected or completed.
BaselineProject | ProjectForecastStartDate | BeginDate |  | The alternate start date to be optionally used by the scheduler. The user sets the alternate start date by dragging the project bar in the Gantt Chart while manually leveling the resource profile in a resource analysis layout.
BaselineProject | ProjectSpread | ProjectSpread | X | The field containing spread data for this project. If a baseline project is attempted to be loaded with spread data, getProjectSpread will return null if no spread data was available for that project.
BaselineProject | ProposedBudget | Cost | X | The sum of the original budget plus the approved and pending budgets from the budget change log.
BaselineProject | ResetPlannedToRemainingFlag | boolean |  | The flag that indicates whether to reset Planned Duration and Units to Remaining Duration and Units, or to reset Remaining Duration and Units to Planned Duration and Units when the Activity Status is or becomes not started. Default = 'Y'
BaselineProject | ResourceCanBeAssignedToSameActivityMoreThanOnce | boolean |  | The flag that indicates whether a resource can be assigned more than once to the same activity. This is useful when the resource is expected to perform more than one role on an activity, for example, documentation plus QA.
BaselineProject | ResourcesCanAssignThemselvesToActivities | boolean |  | The flag that indicates whether timesheet application users are allowed to assign themselves to activities in this project.
BaselineProject | ResourcesCanEditAssignmentPercentComplete | boolean |  | The flag that indicates whether the project's resource can use the timesheet application to update remaining units or percent complete for their activities.
BaselineProject | RiskLevel | ProjectRiskLevel |  | The risk level assigned to the project: 'Very High', 'High', 'Medium', 'Low', and 'Very Low'.
BaselineProject | ScheduledFinishDate | EndDate |  | The early finish date of the latest activity in the project, as computed by the project scheduler.
BaselineProject | StartDate | BeginDate | X | The start date of the baseline project. This field depends on summary data that was created when the original project was last summarized before this baseline was created.
BaselineProject | Status | ProjectStatus |  | The project status: 'Planned', 'Active', 'Inactive', 'What-If', or 'Requested'.
BaselineProject | StrategicPriority | int |  | The baseline project's priority. The range is from 1 to 10,000.
BaselineProject | SummarizeToWBSLevel | int | X | The maximum level within the project's WBS to perform summarization - default to 2.
BaselineProject | SummarizedDataDate | java.util.Date | X | The data date of the project when it was last summarized-only updated by summarizer.
BaselineProject | SummaryAccountingVarianceByCost | Cost | X | The Planned Value minus the Actual Cost. A negative value indicates that the Actual Cost has exceeded the Planned Value.
BaselineProject | SummaryAccountingVarianceByLaborUnits | Unit | X | The Planned Value Labor Units minus the Actual Units. Negative value indicates that Actual Units have exceeded the Planned Value Labor Units.
BaselineProject | SummaryActivityCount | int | X | The number of activities that are currently in progress.
BaselineProject | SummaryActualDuration | Duration | X | The actual duration.
BaselineProject | SummaryActualExpenseCost | Cost | X | The actual costs for all project expenses associated with the project.
BaselineProject | SummaryActualFinishDate | EndDate | X | The latest actual finish date of all activities in the project.
BaselineProject | SummaryActualLaborCost | Cost | X | The actual cost for all labor resources assigned to the activity.
BaselineProject | SummaryActualLaborUnits | Unit | X | The actual labor units.
BaselineProject | SummaryActualMaterialCost | Cost | X | The actual units for all material resources assigned to the activity.
BaselineProject | SummaryActualNonLaborCost | Cost | X | The actual units for all nonlabor resources assigned to the activity.
BaselineProject | SummaryActualNonLaborUnits | Unit | X | The actual nonlabor units.
BaselineProject | SummaryActualStartDate | BeginDate | X | The earliest actual start date of all activities in the project.
BaselineProject | SummaryActualThisPeriodCost | Cost | X | The actual this period cost (will be labor or nonlabor).
BaselineProject | SummaryActualThisPeriodLaborCost | Cost | X | The actual this period labor cost
BaselineProject | SummaryActualThisPeriodLaborUnits | Unit | X | The actual this period labor units.
BaselineProject | SummaryActualThisPeriodMaterialCost | Cost | X | The actual this period material cost.
BaselineProject | SummaryActualThisPeriodNonLaborCost | Cost | X | The actual this period nonlabor cost.
BaselineProject | SummaryActualThisPeriodNonLaborUnits | Unit | X | The actual this period nonlabor units.
BaselineProject | SummaryActualTotalCost | Cost | X | The actual labor cost + actual nonlabor cost + actual expense cost as of the project data date.
BaselineProject | SummaryActualValueByCost | Cost | X | The actual total cost incurred on the activity as of the project data date, computed as Actual Labor Cost + Actual Nonlabor Cost + Actual Material Cost + Actual Expense Cost.
BaselineProject | SummaryActualValueByLaborUnits | Unit | X | The actual total labor units for the activity as of the project data date (i.e., actual total cost by labor units).
BaselineProject | SummaryAtCompletionDuration | Duration | X | The duration at completion.
BaselineProject | SummaryAtCompletionExpenseCost | Cost | X | The sum of the actual plus remaining cost for all project expenses associated with the cost account. Computed as Actual Expense Cost + Remaining Expense Cost.
BaselineProject | SummaryAtCompletionLaborCost | Cost | X | The sum of the actual plus remaining costs for all labor resources assigned to the activity. Computed as actual labor cost + remaining labor cost. Same as the planned labor costs if the activity is not started and the actual labor costs once the activity is completed.
BaselineProject | SummaryAtCompletionLaborUnits | Unit | X | The sum of the actual plus remaining units for all labor resources assigned to the activity. Computed as actual labor units + remaining labor units. Same as the planned labor units if the activity is not started and the actual labor units once the activity is completed.
BaselineProject | SummaryAtCompletionMaterialCost | Cost | X | The material cost at completion. It is the sum of the actual plus remaining costs for all material resources assigned to the activity. Computed as actual material cost + remaining material cost. Same as the planned material costs if the activity is not started and the actual material costs once the activity is completed.
BaselineProject | SummaryAtCompletionNonLaborCost | Cost | X | The nonlabor cost at completion. It is the sum of the actual plus remaining costs for all nonlabor resources assigned to the activity. Computed as actual nonlabor cost + remaining nonlabor cost. Same as the planned nonlabor costs if the activity is not started and the actual nonlabor costs once the activity is completed.
BaselineProject | SummaryAtCompletionNonLaborUnits | Unit | X | The nonlabor units at completion. It is the sum of the actual plus remaining units for all nonlabor resources assigned to the activity. Computed as actual nonlabor units + remaining nonlabor units. Same as the planned nonlabor units if the activity is not started and the actual nonlabor units once the activity is completed.
BaselineProject | SummaryAtCompletionTotalCost | Cost | X | The estimated cost at completion for the activity. Computed as the actual total cost plus the estimate-to-complete cost; EAC = ACWP + ETC. Note that the method for computing ETC depends on the earned-value technique selected for the activity's WBS.
BaselineProject | SummaryAtCompletionTotalCostVariance | Cost | X | The Baseline Planned Total Cost - At Completion Total Cost.
BaselineProject | SummaryBaselineCompletedActivityCount | int | X | The number of completed activities in the baseline.
BaselineProject | SummaryBaselineDuration | Duration | X | The planned duration for the activity in the primary baseline. Planned duration is the total working time from the activity current start date to the current finish date. Same as the actual duration plus the remaining duration. The total working time is computed using the activity's calendar.
BaselineProject | SummaryBaselineExpenseCost | Cost | X | The planned cost for all project expenses associated with the activity in the primary baseline. Computed as the baseline actual expense cost plus the baseline remaining expense cost.
BaselineProject | SummaryBaselineFinishDate | EndDate | X | The current latest finish date of all activities in the project for the current baseline.
BaselineProject | SummaryBaselineInProgressActivityCount | int | X | The number of in-progress activities in the baseline.
BaselineProject | SummaryBaselineLaborCost | Cost | X | The planned cost for all labor resources assigned to the activity in the primary baseline. Computed from the baseline At Completion labor units. If no resources are assigned, computed as the activity Baseline Planned Labor Units * Project Default Price / Time.
BaselineProject | SummaryBaselineLaborUnits | Unit | X | The planned units for all labor resources assigned to the activity in the primary baseline. Computed as the baseline actual labor units plus the baseline remaining labor units.
BaselineProject | SummaryBaselineMaterialCost | Cost | X | The planned cost for all material resources assigned to the activity in the primary baseline. Computed from the baseline At Completion nonlabor units. If no resources are assigned.
BaselineProject | SummaryBaselineNonLaborCost | Cost | X | The planned cost for all nonlabor resources assigned to the activity in the primary baseline. Computed from the baseline At Completion nonlabor units. If no resources are assigned, computed as the activity Baseline Planned Nonlabor Units * Project Default Price / Time.
BaselineProject | SummaryBaselineNonLaborUnits | Unit | X | The planned units for all nonlabor resources assigned to the activity in the primary baseline. Computed as the baseline actual nonlabor units plus the baseline remaining nonlabor units.
BaselineProject | SummaryBaselineNotStartedActivityCount | int | X | The number of activities not started in the baseline.
BaselineProject | SummaryBaselineStartDate | BeginDate | X | The current earliest start date of all activities in the WBS for the current baseline.
BaselineProject | SummaryBaselineTotalCost | Cost | X | The Planned Total Cost for the activity in the primary baseline, including labor resources, nonlabor resources, and project expenses. Baseline Planned Total Cost = Baseline Planned Labor Cost + Baseline Planned Nonlabor Cost + Baseline Planned Expense Cost.
BaselineProject | SummaryBudgetAtCompletionByCost | Cost | X | The Planned Total Cost through activity completion. Computed as Planned Labor Cost + Planned Nonlabor Cost + Planned Expense Cost, same as the Planned Total Cost.
BaselineProject | SummaryBudgetAtCompletionByLaborUnits | Unit | X | The Baseline Planned Labor Cost + Baseline Planned Nonlabor Cost + Baseline Planned Expense Cost. Same as the Baseline Planned Total Cost.
BaselineProject | SummaryCompletedActivityCount | int | X | The number of activities that have an Actual Finish in the WBS.
BaselineProject | SummaryCostPercentComplete | Percent | X | The percent complete of cost for all nonlabor resources assigned. Computed as Actual Nonlabor Cost / At Completion Nonlabor Cost * 100. Always in the range 0 to 100.
BaselineProject | SummaryCostPercentOfPlanned | Percent | X | The activity actual cost percent of planned. Computed as actual total cost / baseline total cost * 100, or equivalently as ACWP / BAC * 100. The value can exceed 100. The baseline total cost is the activity's at completion cost from the current baseline. This field is named SummaryCostPercentOfBudget in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
BaselineProject | SummaryCostPerformanceIndexByCost | double | X | The Earned Value divided by the Actual Cost. A value less than 1 indicates that the Actual Cost has exceeded the Planned Value.
BaselineProject | SummaryCostPerformanceIndexByLaborUnits | double | X | The Earned Value Labor Units / Actual Labor Units.
BaselineProject | SummaryCostVarianceByCost | Cost | X | The Earned Value minus the Actual Cost. A negative value indicates that the Actual Cost has exceeded the Planned Value.
BaselineProject | SummaryCostVarianceByLaborUnits | Unit | X | The Earned Value Labor Cost minus Actual Value Labor Cost.
BaselineProject | SummaryCostVarianceIndex | double | X | The value that is calculated as the Cost Variance divided by Earned Value.
BaselineProject | SummaryCostVarianceIndexByCost | Percent | X | The Cost Variance divided by Earned Value.
BaselineProject | SummaryCostVarianceIndexByLaborUnits | double | X | The Cost Variance Labor Units divided by Earned Value Labor Units.
BaselineProject | SummaryDurationPercentComplete | Percent | X | The activity actual duration percent of planned. Computed as (baseline planned duration - remaining duration) / baseline planned duration * 100. The baseline planned duration is the activity's at complete duration from the primary baseline.
BaselineProject | SummaryDurationPercentOfPlanned | Percent | X | The summary actual duration percent of planned of all activities under this project. Computed as actual duration / baseline duration * 100. The value can exceed 100. The Baseline duration is the activity's at complete duration from the current baseline.
BaselineProject | SummaryDurationVariance | Duration | X | The duration between the activity's baseline duration and the at complete duration. Computed as baseline planned duration - at completion duration.
BaselineProject | SummaryEarnedValueByCost | Cost | X | The Budget at Completion * Performance % Complete. The method for computing the Performance Percent Complete depends on the Earned Value technique selected for the activity's WBS. Budget at Completion is computed from the primary baseline.
BaselineProject | SummaryEarnedValueByLaborUnits | Unit | X | The portion of the baseline labor units that is actually completed as of the project data date. Computed as Baseline Labor Units * Performance % Complete. The planned labor units performed is essentially the labor units Earned Value for the activity. The method for computing the Performance % Complete depends on the Earned Value technique selected for the activity's WBS. The Baseline Labor Units is taken from the current baseline.
BaselineProject | SummaryEstimateAtCompletionByCost | Cost | X | The Actual Cost plus the Estimate to Complete Cost. The method for computing Estimate to Complete depends on the Earned Value technique selected for the activity's WBS.
BaselineProject | SummaryEstimateAtCompletionByLaborUnits | Unit | X | The Actual Labor Units + Estimate To Complete Labor Units. (Estimate To Complete Labor Units is calculated based off of the Earned Value setting on the WBS.)
BaselineProject | SummaryEstimateAtCompletionHighPercentByLaborUnits | Percent | X | The high forecast of Estimate At Completion (EAC) by labor units.
BaselineProject | SummaryEstimateAtCompletionLowPercentByLaborUnits | Percent | X | The low forecast of Estimate At Completion (EAC) by labor units.
BaselineProject | SummaryEstimateToCompleteByCost | Cost | X | The Remaining Total Cost for the activity or the Performance Factor * (Budget at Completion - Earned Value), depending on the Earned Value technique selected for the activity's WBS (calculated from the primary baseline).
BaselineProject | SummaryEstimateToCompleteByLaborUnits | Unit | X | The estimated quantity to complete the activity. Computed as either the remaining total units for the activity, or as Performance Factor * (Baseline Planned Labor Units - Planned Quantity of Work Performed), depending on the Earned Value Technique selected for the activity's WBS.
BaselineProject | SummaryExpenseCostPercentComplete | Percent | X | The percent complete of cost for all expenses associated with the project. It is computed as Actual Expense Cost / At Complete Expense Cost * 100, and it is always in the range of 0 to 100.
BaselineProject | SummaryExpenseCostVariance | Cost | X | The Baseline Planned Expense Cost - At Completion Expense Cost (At Completion Expense Cost = Actual Expense Cost + Remaining Expense Cost).
BaselineProject | SummaryFinishDateVariance | Duration | X | The duration between the finish date in the current project and the baseline finish date. Calculated as finish date - baseline finish date.
BaselineProject | SummaryInProgressActivityCount | int | X | The number of activities that are currently in progress.
BaselineProject | SummaryLaborCostPercentComplete | Percent | X | The percent complete of cost for all labor resources assigned to the project. It is computed as Actual Labor Cost / At Complete Labor Cost * 100, and it is always in the range of 0 to 100.
BaselineProject | SummaryLaborCostVariance | Cost | X | The Baseline Planned Labor Cost - At Completion Labor Cost.
BaselineProject | SummaryLaborUnitsPercentComplete | Percent | X | The percent complete of units for all labor resources for the WBS. Computed as actual labor units / at complete labor units * 100. Always in the range 0 to 100.
BaselineProject | SummaryLaborUnitsVariance | Unit | X | The difference between baseline labor units and at completion labor units. Calculated as baseline labor units - at completion labor units.
BaselineProject | SummaryMaterialCostPercentComplete | Percent | X | The percent complete of cost for all material resources assigned to the project. It is computed as Actual Material Cost / At Complete Material Cost * 100, and it is always in the range of 0 to 100.
BaselineProject | SummaryMaterialCostVariance | Cost | X | The variance that is calculated as Baseline Material Cost - At Completion Material Cost.
BaselineProject | SummaryNonLaborCostPercentComplete | Percent | X | The percent complete of cost for all non-labor resources assigned to the project. It is computed as Actual Nonlabor Cost / At Complete Nonlabor Cost * 100, and it is always in the range of 0 to 100.
BaselineProject | SummaryNonLaborCostVariance | Unit | X | The Baseline Planned Nonlabor Cost - At Completion Nonlabor Cost.
BaselineProject | SummaryNonLaborUnitsPercentComplete | Percent | X | The percent complete of units for all nonlabor resources for the Project. Computed as Actual Nonlabor Cost / At Completion Nonlabor Cost * 100. Always in the range 0 to 100.
BaselineProject | SummaryNonLaborUnitsVariance | Unit | X | The difference between baseline nonlabor units and at completion non labor units. Calculated as baseline nonlabor units - at completion nonlabor units.
BaselineProject | SummaryNotStartedActivityCount | int | X | The number of activities that are currently not started.
BaselineProject | SummaryPerformancePercentCompleteByLaborUnits | Percent | X | The percent complete of units for the resource assignments in the WBS Computed as Actual Units / At Complete Units * 100. Always in the range 0 to 100.
BaselineProject | SummaryPlannedCost | Cost | X | The sum of all planned expense, non labor, labor, and material costs in the baseline project.
BaselineProject | SummaryPlannedDuration | Duration | X | The total working days between planned start and finish dates in the baseline project.
BaselineProject | SummaryPlannedExpenseCost | Cost | X | The sum of all planned expense costs in the baseline project.
BaselineProject | SummaryPlannedFinishDate | EndDate | X | The latest planned finish date of all activities in the baseline project.
BaselineProject | SummaryPlannedLaborCost | Cost | X | The sum of all planned labor costs in the baseline project.
BaselineProject | SummaryPlannedLaborUnits | Unit | X | The sum of all planned labor units in the baseline project.
BaselineProject | SummaryPlannedMaterialCost | Cost | X | The sum of all planned material costs in the baseline project.
BaselineProject | SummaryPlannedNonLaborCost | Cost | X | The sum of all planned non labor costs in the baseline project.
BaselineProject | SummaryPlannedNonLaborUnits | Unit | X | The sum of all planned non labor units in the baseline project.
BaselineProject | SummaryPlannedStartDate | BeginDate | X | The earliest planned start date of all activities in the baseline project.
BaselineProject | SummaryPlannedValueByCost | Cost | X | The Budget at Completion * Schedule % Complete. The Schedule % Complete specifies how much of the activity's baseline duration has been completed so far. Budget at Completion is computed from the primary baseline
BaselineProject | SummaryPlannedValueByLaborUnits | Unit | X | The portion of the baseline labor units that is scheduled to be completed as of the project data date. Computed as Baseline Labor Units * Schedule % Complete. The Schedule % Complete specifies how much of the activity's baseline duration has been completed so far. The Baseline Labor Units is taken from the current baseline.
BaselineProject | SummaryProgressFinishDate | EndDate | X | The date the activity is expected to be finished according to the progress made on the activity's work products. The expected finish date is entered manually by people familiar with progress of the activity's work products.
BaselineProject | SummaryRemainingDuration | Duration | X | The total working time from the WBS remaining start date to the remaining finish date.
BaselineProject | SummaryRemainingExpenseCost | Cost | X | The remaining costs for all project expenses associated with the activities in the WBS.
BaselineProject | SummaryRemainingFinishDate | EndDate | X | The date the resource is scheduled to finish the remaining work for the activity. This date is computed by the project scheduler but can be updated manually by the project manager. Before the activity is started, the remaining finish date is the same as the planned finish date.
BaselineProject | SummaryRemainingLaborCost | Cost | X | The remaining costs for all labor resources assigned to the activities. The remaining cost reflects the cost remaining for the WBS.
BaselineProject | SummaryRemainingLaborUnits | Unit | X | The remaining units for all labor resources assigned to the activities. The remaining units reflects the work remaining to be done for the WBS.
BaselineProject | SummaryRemainingMaterialCost | Cost | X | The remaining material costs for all project expenses associated with the activities in the WBS.
BaselineProject | SummaryRemainingNonLaborCost | Cost | X | The remaining nonlabor costs for all project expenses associated with the activities in the WBS.
BaselineProject | SummaryRemainingNonLaborUnits | Unit | X | The remaining units for all nonlabor resources assigned to the activities. The remaining units reflects the work remaining to be done for the WBS.
BaselineProject | SummaryRemainingStartDate | BeginDate | X | The earliest remaining start of all activities assigned to the WBS.
BaselineProject | SummaryRemainingTotalCost | Cost | X | The sum of all remaining total costs in the WBS.
BaselineProject | SummarySchedulePercentComplete | Percent | X | The measure that indicates how much of the WBS baseline duration has been completed so far. Computed based on where the current data date falls between the activity's baseline start and finish dates. If the data date is earlier than the baseline start, the schedule % complete is 0. If the data date is later than the baseline finish, the schedule % complete is 100. The schedule % complete indicates how much of the WBS duration should be currently completed, relative to the selected baseline.
BaselineProject | SummarySchedulePercentCompleteByCost | Percent | X | The percent complete of cost for all labor resources, nonlabor resources, and expenses. Computed as Actual Total Cost / At Completion Total Cost * 100. Always in the range 0 to 100.
BaselineProject | SummarySchedulePercentCompleteByLaborUnits | Percent | X | The percent complete of units for all labor resources. Computed as Actual Labor Units / At Completion Labor Units * 100. Always in the range 0 to 100.
BaselineProject | SummarySchedulePerformanceIndexByCost | double | X | The Earned Value divided by the Planned Value. A value less than 1 indicates that less work was actually performed than was scheduled.
BaselineProject | SummarySchedulePerformanceIndexByLaborUnits | double | X | The Earned Value Labor Units divided by Planned Value Labor Units.
BaselineProject | SummaryScheduleVarianceByCost | Cost | X | The Earned Value divided by the Planned Value. A negative value indicates that less work was actually performed than was scheduled.
BaselineProject | SummaryScheduleVarianceByLaborUnits | Unit | X | The Earned Value Labor Units minus the Planned Value Labor Units.
BaselineProject | SummaryScheduleVarianceIndex | double | X | The value that is calculated as the Schedule Variance Labor Units divided by Planned Value Labor Units.
BaselineProject | SummaryScheduleVarianceIndexByCost | Percent | X | The Schedule Variance divided by the Planned Value.
BaselineProject | SummaryScheduleVarianceIndexByLaborUnits | double | X | The Schedule Variance Labor Units divided by the Planned Value Labor Units.
BaselineProject | SummaryStartDateVariance | Duration | X | The duration between the start date in the current project and the baseline start date. Calculated as start date - baseline start date.
BaselineProject | SummaryToCompletePerformanceIndexByCost | double | X | The (Budget at Completion - Earned Value) divided by (Estimate at Completion - Actual Cost).
BaselineProject | SummaryTotalCostVariance | Cost | X | The value that is calculated as baseline total cost - total cost.
BaselineProject | SummaryTotalFloat | Duration | X | The amount of time the WBS can be delayed before delaying the project finish date. Total float can be computed as late start - early start or as late finish - early finish; this option can be set when running the project scheduler.
BaselineProject | SummaryUnitsPercentComplete | Percent | X | The percent complete of units for the resource assignments in the WBS. Computed as Actual Units / At Complete Units * 100. Always in the range 0 to 100.
BaselineProject | SummaryVarianceAtCompletionByLaborUnits | Unit | X | The Baseline Planned Total Labor Units minus Estimate at Completion Labor Units.
BaselineProject | TotalBenefitPlan | Cost | X | The sum of the monthly benefit plan.
BaselineProject | TotalBenefitPlanTally | Cost | X | The sum of the monthly benefit plan tally.
BaselineProject | TotalSpendingPlan | Cost | X | The sum of the monthly spending plan.
BaselineProject | TotalSpendingPlanTally | Cost | X | The sum of the monthly spending plan tally.
BaselineProject | UnallocatedBudget | Cost | X | The total current budget minus the distributed current budget.
BaselineProject | UndistributedCurrentVariance | Cost | X | The total spending plan minus the total spending plan tally.
BaselineProject | WBSCodeSeparator | String |  | The character used to separate the concatenated code fields for the project's WBS tree.
BaselineProject | WBSObjectId | ObjectId | X | The internal WBS ID of the project. This ID cannot be used to load a WBS object directly.
BaselineProject | WebSiteRootDirectory | String |  | The root directory for storing project Web site files before they are published to the Web server.
BaselineProject | WebSiteURL | String |  | The project Web site URL, which is the Web address of the project's website.

## BaselineType

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
BaselineType | CreateDate | java.util.Date | X | The date this baseline type was created.
BaselineType | CreateUser | String | X | The name of the user that created this baseline type.
BaselineType | LastUpdateDate | java.util.Date | X | The date this baseline type was last updated.
BaselineType | LastUpdateUser | String | X | The name of the user that last updated this baseline type.
BaselineType | Name | String |  | The name of this baseline type.
BaselineType | ObjectId | ObjectId |  | The unique ID generated by the system.
BaselineType | SequenceNumber | int |  | The sequence number for sorting.

## Calendar

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Calendar | BaseCalendarObjectId | ObjectId |  | The unique ID of the global calendar to which this calendar is linked. Any changes to the global calendar are automatically propagated to this calendar.
Calendar | CreateDate | java.util.Date | X | The date this calendar was created.
Calendar | CreateUser | String | X | The name of the user that created this calendar.
Calendar | HoursPerDay | double |  | The number of work hours per day. This conversion factor is used for displaying time units and durations in the user's selected display formats.
Calendar | HoursPerMonth | double |  | The number of work hours per month. This conversion factor is used for displaying time units and durations in the user's selected display formats.
Calendar | HoursPerWeek | double |  | The number of work hours per week. This conversion factor is used for displaying time units and durations in the user's selected display formats.
Calendar | HoursPerYear | double |  | The number of work hours per year. This conversion factor is used for displaying time units and durations in the user's selected display formats.
Calendar | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
Calendar | IsDefault | boolean |  | The flag that identifies the default global calendar (applies to global calendars only).
Calendar | IsPersonal | boolean |  | The flag indicating if this calendar is a personal calendar (applies to resource calendars only).
Calendar | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
Calendar | LastUpdateDate | java.util.Date | X | The date this calendar was last updated.
Calendar | LastUpdateUser | String | X | The name of the user that last updated this calendar.
Calendar | Name | String |  | The name of the calendar.
Calendar | ObjectId | ObjectId |  | The unique ID generated by the system.
Calendar | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
Calendar | Type | CalendarType |  | The calendar type - either 'Global', 'Resource', or 'Project'. 'Global' calendars can be assigned to projects and resources. 'Resource' calendars can be assigned only to resources. 'Project' calendars are specific to projects.

## CostAccount

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
CostAccount | CreateDate | java.util.Date | X | The date this account was created.
CostAccount | CreateUser | String | X | The name of the user that created this account.
CostAccount | Description | String |  | The description of the cost account.
CostAccount | Id | String |  | The short ID assigned to each cost account for identification. Each cost account is uniquely identified by concatenating its own ID together with its parents' IDs.
CostAccount | LastUpdateDate | java.util.Date | X | The date this account was last updated.
CostAccount | LastUpdateUser | String | X | The name of the user that last updated this account.
CostAccount | Name | String |  | The name of the cost account.
CostAccount | ObjectId | ObjectId |  | The unique ID generated by the system.
CostAccount | ParentObjectId | ObjectId |  | The unique ID of the parent cost account of this cost account in the hierarchy.
CostAccount | SequenceNumber | int |  | The sequence number for sorting.

## Currency

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Currency | CreateDate | java.util.Date | X | The date this currency was created.
Currency | CreateUser | String | X | The name of the user that created this currency.
Currency | DecimalPlaces | int |  | The number of decimal places displayed.
Currency | DecimalSymbol | CurrencySeparator |  | The decimal symbol displayed.
Currency | DigitGroupingSymbol | CurrencySeparator |  | The symbol used to group the numbers.
Currency | ExchangeRate | double |  | The exchange rate against the base currency.
Currency | Id | String |  | The unique currency abbreviation for each currency.
Currency | IsBaseCurrency | boolean | X | The currency used to store cost in the Project Management database. The exchange rate for the base currency is always 1.0. The base currency ID, name, and symbol default to U.S. dollars and can be edited but never deleted.
Currency | LastUpdateDate | java.util.Date | X | The date this currency was last updated.
Currency | LastUpdateUser | String | X | The name of the user that last updated this currency.
Currency | Name | String |  | The name of the currency.
Currency | NegativeSymbol | NegativeCurrencyFormat |  | The symbol used to display a negative currency.
Currency | ObjectId | ObjectId |  | The unique ID generated by the system.
Currency | PositiveSymbol | PositiveCurrencyFormat |  | The symbol used to display a positive currency.
Currency | Symbol | String |  | The currency symbol displayed.

## Document

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Document | Author | String |  | The person who created the work product or document.
Document | ContentRepositoryDocumentInternalId | String | X | The internal ID of the content repository document.
Document | CreateDate | java.util.Date | X | The date this document was created.
Document | CreateUser | String | X | The name of the user that created this document.
Document | Deliverable | boolean |  | The flag that indicates that the work product or document is a project deliverable.
Document | Description | String |  | The narrative description of the work product or document.
Document | DocumentCategoryName | String | X | The name of the associated document category.
Document | DocumentCategoryObjectId | ObjectId |  | The unique ID of the associated document category.
Document | DocumentStatusCodeName | String | X | The name of the associated document status code.
Document | DocumentStatusCodeObjectId | ObjectId |  | The unique ID of the associated document status code.
Document | DocumentType | DocumentType |  | The type of document: 'Non-Collaboration' or 'Collaboration'.
Document | GUID | String |  | The globally unique ID generated by the system.
Document | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
Document | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
Document | LastUpdateDate | java.util.Date | X | The date this document was last updated.
Document | LastUpdateUser | String | X | The name of the user that last updated this document.
Document | ObjectId | ObjectId |  | The unique ID generated by the system.
Document | ParentObjectId | ObjectId |  | The unique ID of the parent document of this document in the hierarchy.
Document | PrivateLocation | String |  | The work product or document's private file location.
Document | ProjectId | String | X | The short code that uniquely identifies the project.
Document | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
Document | PublicLocation | String |  | The work product or document's publicly-accessible file location.
Document | ReferenceNumber | String |  | The work product or document's reference or catalog number.
Document | ResourceId | String | X | The short code that uniquely identifies the associated resource.
Document | ResourceName | String | X | The name of the associated resource.
Document | ResourceObjectId | ObjectId |  | The unique ID of the associated resource.
Document | RevisionDate | java.util.Date |  | The date of the work product or document's last update.
Document | SequenceNumber | int |  | The sequence number for sorting.
Document | Title | String |  | The title or name of a project work product or document.
Document | Version | String |  | The work product or document's version number.

## DocumentCategory

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
DocumentCategory | CreateDate | java.util.Date | X | The date this document category was created.
DocumentCategory | CreateUser | String | X | The name of the user that created this document category.
DocumentCategory | LastUpdateDate | java.util.Date | X | The date this document category was last updated.
DocumentCategory | LastUpdateUser | String | X | The name of the user that last updated this document category.
DocumentCategory | Name | String |  | The name of the document category.
DocumentCategory | ObjectId | ObjectId |  | The unique ID generated by the system.
DocumentCategory | SequenceNumber | int |  | The sequence number for sorting.

## DocumentStatusCode

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
DocumentStatusCode | CreateDate | java.util.Date | X | The date this document status was created.
DocumentStatusCode | CreateUser | String | X | The name of the user that created this document status.
DocumentStatusCode | LastUpdateDate | java.util.Date | X | The date this document status was last updated.
DocumentStatusCode | LastUpdateUser | String | X | The name of the user that last updated this document status.
DocumentStatusCode | Name | String |  | The name of the document status code.
DocumentStatusCode | ObjectId | ObjectId |  | The unique ID generated by the system.
DocumentStatusCode | SequenceNumber | int |  | The sequence number for sorting.

## EPS

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
EPS | AnticipatedFinishDate | EndDate |  | The anticipated finish date of the EPS. User-entered - not dependent upon any other fields. If there are no children, the anticipated finish date will be the finish date displayed in the columns.
EPS | AnticipatedStartDate | BeginDate |  | The anticipated start date of the EPS. User-entered - not dependent upon any other fields. If there are no children, the anticipated start date will be the start date displayed in the columns.
EPS | CreateDate | java.util.Date | X | The date this EPS was created.
EPS | CreateUser | String | X | The name of the user that created this EPS.
EPS | CurrentBudget | Cost | X | The sum of the original budget plus the approved and pending budgets from the budget change log.
EPS | CurrentVariance | Cost | X | The difference between the current budget and the total spending plan. Calculated as current budget - total spending plan. Not rolled up
EPS | DistributedCurrentBudget | Cost | X | The current budget values from one level lower.
EPS | EPSSpread | EPSSpread | X | The field containing spread data for this EPS. If an EPS is attempted to be loaded with spread data, getEPSSpread will return null if no spread data was available for that EPS.
EPS | FinishDate | EndDate | X | The finish date of the EPS.
EPS | GUID | String |  | The globally unique ID generated by the system.
EPS | Id | String |  | The short code assigned to each EPS element for identification.
EPS | IndependentETCLaborUnits | Unit | X | The user-entered ETC total labor.
EPS | IndependentETCTotalCost | Cost | X | The user-entered ETC total cost.
EPS | LastSummarizedDate | java.util.Date | X | The date the project was last summarized.
EPS | LastUpdateDate | java.util.Date | X | The date this EPS was last updated.
EPS | LastUpdateUser | String | X | The name of the user that last updated this EPS.
EPS | Name | String |  | The name of the EPS element.
EPS | OBSName | String | X | The name of the person/role in the organization, sometimes referred to as the "responsible manager".
EPS | OBSObjectId | ObjectId |  | The unique ID of the project manager from the project's OBS tree who is responsible for the EPS.
EPS | ObjectId | ObjectId |  | The unique ID generated by the system.
EPS | OriginalBudget | Cost |  | The original budget for the project.
EPS | ParentObjectId | ObjectId |  | The unique ID of the parent EPS of this EPS in the hierarchy.
EPS | PlannedStartDate | BeginDate | X | The planned start date of the project. Used by the project scheduler.
EPS | ProjectObjectId | ObjectId | X | The internal Project ID of the EPS. This ID cannot be used to load a Project object directly.
EPS | ProposedBudget | Cost | X | The Proposed Budget, which is the sum of the original budget plus the approved and pending budgets from the budget change log.
EPS | SequenceNumber | int |  | The sequence number for sorting.
EPS | StartDate | BeginDate | X | The start date of the EPS.
EPS | SummaryAccountingVarianceByCost | Cost | X | The Planned Value minus the Actual Cost. A negative value indicates that the Actual Cost has exceeded the Planned Value.
EPS | SummaryAccountingVarianceByLaborUnits | Unit | X | The Planned Value Labor Units minus the Actual Units. Negative value indicates that Actual Units have exceeded the Planned Value Labor Units.
EPS | SummaryActivityCount | int | X | The number of activities that are currently in progress.
EPS | SummaryActualDuration | Duration | X | The actual duration.
EPS | SummaryActualExpenseCost | Cost | X | The actual costs for all project expenses associated with the EPS.
EPS | SummaryActualFinishDate | EndDate | X | The latest actual finish date of all activities in the EPS.
EPS | SummaryActualLaborCost | Cost | X | The actual cost for all labor resources assigned to the activity.
EPS | SummaryActualLaborUnits | Unit | X | The actual labor units.
EPS | SummaryActualMaterialCost | Cost | X | The actual units for all material resources assigned to the activity.
EPS | SummaryActualNonLaborCost | Cost | X | The actual units for all nonlabor resources assigned to the activity.
EPS | SummaryActualNonLaborUnits | Unit | X | The actual nonlabor units.
EPS | SummaryActualStartDate | BeginDate | X | The earliest actual start date of all activities in the EPS.
EPS | SummaryActualThisPeriodCost | Cost | X | The actual this period cost (will be labor or nonlabor).
EPS | SummaryActualThisPeriodLaborCost | Cost | X | The actual this period labor cost
EPS | SummaryActualThisPeriodLaborUnits | Unit | X | The actual this period labor units.
EPS | SummaryActualThisPeriodMaterialCost | Cost | X | The actual this period material cost.
EPS | SummaryActualThisPeriodNonLaborCost | Cost | X | The actual this period nonlabor cost.
EPS | SummaryActualThisPeriodNonLaborUnits | Unit | X | The actual this period nonlabor units.
EPS | SummaryActualTotalCost | Cost | X | The actual labor cost + actual nonlabor cost + actual expense cost as of the project data date.
EPS | SummaryActualValueByCost | Cost | X | The actual total cost incurred on the activity as of the project data date, computed as Actual Labor Cost + Actual Nonlabor Cost + Actual Material Cost + Actual Expense Cost.
EPS | SummaryActualValueByLaborUnits | Unit | X | The actual total labor units for the activity as of the project data date (i.e., actual total cost by labor units).
EPS | SummaryAtCompletionDuration | Duration | X | The duration at completion.
EPS | SummaryAtCompletionExpenseCost | Cost | X | The sum of the actual plus remaining cost for all project expenses associated with the cost account. Computed as Actual Expense Cost + Remaining Expense Cost.
EPS | SummaryAtCompletionLaborCost | Cost | X | The sum of the actual plus remaining costs for all labor resources assigned to the activity. Computed as actual labor cost + remaining labor cost. Same as the planned labor costs if the activity is not started and the actual labor costs once the activity is completed.
EPS | SummaryAtCompletionLaborUnits | Unit | X | The sum of the actual plus remaining units for all labor resources assigned to the activity. Computed as actual labor units + remaining labor units. Same as the planned labor units if the activity is not started and the actual labor units once the activity is completed.
EPS | SummaryAtCompletionMaterialCost | Cost | X | The material cost at completion. It is the sum of the actual plus remaining costs for all material resources assigned to the activity. Computed as actual material cost + remaining material cost. Same as the planned material costs if the activity is not started and the actual material costs once the activity is completed.
EPS | SummaryAtCompletionNonLaborCost | Cost | X | The nonlabor cost at completion. It is the sum of the actual plus remaining costs for all nonlabor resources assigned to the activity. Computed as actual nonlabor cost + remaining nonlabor cost. Same as the planned nonlabor costs if the activity is not started and the actual nonlabor costs once the activity is completed.
EPS | SummaryAtCompletionNonLaborUnits | Unit | X | The nonlabor units at completion. It is the sum of the actual plus remaining units for all nonlabor resources assigned to the activity. Computed as actual nonlabor units + remaining nonlabor units. Same as the planned nonlabor units if the activity is not started and the actual nonlabor units once the activity is completed.
EPS | SummaryAtCompletionTotalCost | Cost | X | The estimated cost at completion for the activity. Computed as the actual total cost plus the estimate-to-complete cost; EAC = ACWP + ETC. Note that the method for computing ETC depends on the earned-value technique selected for the activity's WBS.
EPS | SummaryAtCompletionTotalCostVariance | Cost | X | The Baseline Planned Total Cost - At Completion Total Cost.
EPS | SummaryBaselineCompletedActivityCount | int | X | The number of completed activities in the baseline.
EPS | SummaryBaselineDuration | Duration | X | The planned duration for the activity in the primary baseline. Planned duration is the total working time from the activity current start date to the current finish date. Same as the actual duration plus the remaining duration. The total working time is computed using the activity's calendar.
EPS | SummaryBaselineExpenseCost | Cost | X | The planned cost for all project expenses associated with the activity in the primary baseline. Computed as the baseline actual expense cost plus the baseline remaining expense cost.
EPS | SummaryBaselineFinishDate | EndDate | X | The current latest finish date of all activities in the EPS for the current baseline.
EPS | SummaryBaselineInProgressActivityCount | int | X | The number of activities that should be currently in progress, according to the primary baseline. Computed using the baseline start and finish dates and the current data date.
EPS | SummaryBaselineLaborCost | Cost | X | The planned cost for all labor resources assigned to the activity in the primary baseline. Computed from the baseline At Completion labor units. If no resources are assigned, computed as the activity Baseline Planned Labor Units * Project Default Price / Time.
EPS | SummaryBaselineLaborUnits | Unit | X | The planned units for all labor resources assigned to the activity in the primary baseline. Computed as the baseline actual labor units plus the baseline remaining labor units.
EPS | SummaryBaselineMaterialCost | Cost | X | The planned cost for all material resources assigned to the activity in the primary baseline. Computed from the baseline At Completion nonlabor units. If no resources are assigned.
EPS | SummaryBaselineNonLaborCost | Cost | X | The planned cost for all nonlabor resources assigned to the activity in the primary baseline. Computed from the baseline At Completion nonlabor units. If no resources are assigned, computed as the activity Baseline Planned Nonlabor Units * Project Default Price / Time.
EPS | SummaryBaselineNonLaborUnits | Unit | X | The planned units for all nonlabor resources assigned to the activity in the primary baseline. Computed as the baseline actual nonlabor units plus the baseline remaining nonlabor units.
EPS | SummaryBaselineNotStartedActivityCount | int | X | The number of activities not started in the baseline.
EPS | SummaryBaselineStartDate | BeginDate | X | The current earliest start date of all activities in the EPS for the current baseline.
EPS | SummaryBaselineTotalCost | Cost | X | The Planned Total Cost for the activity in the primary baseline, including labor resources, nonlabor resources, and project expenses. Baseline Planned Total Cost = Baseline Planned Labor Cost + Baseline Planned Nonlabor Cost + Baseline Planned Expense Cost.
EPS | SummaryBudgetAtCompletionByCost | Cost | X | The Planned Total Cost through activity completion. Computed as Planned Labor Cost + Planned Nonlabor Cost + Planned Expense Cost, same as the Planned Total Cost.
EPS | SummaryBudgetAtCompletionByLaborUnits | Unit | X | The Baseline Labor Units
EPS | SummaryCompletedActivityCount | int | X | The number of activities that have an Actual Finish in the EPS.
EPS | SummaryCostPercentComplete | Percent | X | The percent complete of costs for the resource assignments in the EPS. Computed as Actual Units / At Complete Units * 100. Always in the range 0 to 100.
EPS | SummaryCostPercentOfPlanned | Percent | X | The activity actual cost percent of planned. Computed as actual total cost / baseline total cost * 100, or equivalently as ACWP / BAC * 100. The value can exceed 100. The baseline total cost is the activity's at completion cost from the current baseline. This field is named SummaryCostPercentOfBudget in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
EPS | SummaryCostPerformanceIndexByCost | double | X | The Earned Value divided by the Actual Cost. A value less than 1 indicates that the Actual Cost has exceeded the Planned Value.
EPS | SummaryCostPerformanceIndexByLaborUnits | double | X | The Earned Value Labor Units / Actual Labor Units.
EPS | SummaryCostVarianceByCost | Cost | X | The Earned Value minus the Actual Cost. A negative value indicates that the Actual Cost has exceeded the Planned Value.
EPS | SummaryCostVarianceByLaborUnits | Unit | X | The Earned Value Labor Cost minus Actual Value Labor Cost.
EPS | SummaryCostVarianceIndex | double | X | The value that is calculated as the Cost Variance divided by Earned Value.
EPS | SummaryCostVarianceIndexByCost | Percent | X | The Cost Variance divided by Earned Value.
EPS | SummaryCostVarianceIndexByLaborUnits | double | X | The Cost Variance Labor Units divided by Earned Value Labor Units.
EPS | SummaryDurationPercentComplete | Percent | X | The activity actual duration percent of planned. Computed as (baseline planned duration - remaining duration) / baseline planned duration * 100.
EPS | SummaryDurationPercentOfPlanned | Percent | X | The summary actual duration percent of planned of all activities under this EPS. Computed as actual duration / baseline duration * 100. The value can exceed 100. The Baseline duration is the activity's at complete duration from the current baseline.
EPS | SummaryDurationVariance | Duration | X | The duration between the activity's baseline duration and the at complete duration. Computed as baseline duration - at completion duration.
EPS | SummaryEarnedValueByCost | Cost | X | The Budget at Completion * Performance % Complete. The method for computing the Performance Percent Complete depends on the Earned Value technique selected for the activity's WBS. Budget at Completion is computed from the primary baseline.
EPS | SummaryEarnedValueByLaborUnits | Unit | X | The Schedule Variance Labor Units divided by the Planned Value Labor Units.
EPS | SummaryEstimateAtCompletionByCost | Cost | X | The Actual Cost plus the Estimate to Complete Cost. The method for computing Estimate to Complete depends on the Earned Value technique selected for the activity's WBS.
EPS | SummaryEstimateAtCompletionByLaborUnits | Unit | X | The Actual Labor Units + Estimate To Complete Labor Units. (Estimate To Complete Labor Units is calculated based off of the Earned Value setting on the EPS.)
EPS | SummaryEstimateAtCompletionHighPercentByLaborUnits | Percent | X | The high forecast of Estimate At Completion (EAC) by labor units.
EPS | SummaryEstimateAtCompletionLowPercentByLaborUnits | Percent | X | The low forecast of Estimate At Completion (EAC) by labor units.
EPS | SummaryEstimateToCompleteByCost | Cost | X | The Remaining Total Cost for the activity or the Performance Factor * (Budget at Completion - Earned Value), depending on the Earned Value technique selected for the activity's WBS (calculated from the primary baseline).
EPS | SummaryEstimateToCompleteByLaborUnits | Unit | X | The estimated quantity to complete the activity. Computed as either the remaining total units for the activity, or as Performance Factor * (Baseline Planned Labor Units - Planned Quantity of Work Performed), depending on the Earned Value Technique selected for the activity's WBS.
EPS | SummaryExpenseCostPercentComplete | Percent | X | The percent complete of cost for all expenses associated with the EPS. It is computed as Actual Expense Cost / At Complete Expense Cost * 100, and it is always in the range of 0 to 100.
EPS | SummaryExpenseCostVariance | Cost | X | The Baseline Planned Expense Cost - At Completion Expense Cost (At Completion Expense Cost = Actual Expense Cost + Remaining Expense Cost).
EPS | SummaryFinishDateVariance | Duration | X | The duration between the finish date in the current project and the baseline finish date. Calculated as finish date - baseline finish date.
EPS | SummaryInProgressActivityCount | int | X | The number of activities that are currently in progress.
EPS | SummaryLaborCostPercentComplete | Percent | X | The percent complete of cost for all labor resources assigned to the EPS. It is computed as Actual Labor Cost / At Complete Labor Cost * 100, and it is always in the range of 0 to 100.
EPS | SummaryLaborCostVariance | Cost | X | The Baseline Planned Labor Cost - At Completion Labor Cost.
EPS | SummaryLaborUnitsPercentComplete | Percent | X | The percent complete of units for all labor resources for the EPS. Computed as actual labor units / at complete labor units * 100. Always in the range 0 to 100.
EPS | SummaryLaborUnitsVariance | Unit | X | The difference between baseline labor units and at completion labor units. Calculated as Baseline labor units - at completion labor units.
EPS | SummaryMaterialCostPercentComplete | Percent | X | The percent complete of cost for all material resources assigned to the EPS. It is computed as Actual Material Cost / At Complete Material Cost * 100, and it is always in the range of 0 to 100.
EPS | SummaryMaterialCostVariance | Cost | X | The variance that is calculated as Baseline Material Cost - At Completion Material Cost.
EPS | SummaryNonLaborCostPercentComplete | Percent | X | The percent complete of cost for all non-labor resources assigned to the EPS. It is computed as Actual Nonlabor Cost / At Complete Nonlabor Cost * 100, and it is always in the range of 0 to 100.
EPS | SummaryNonLaborCostVariance | Unit | X | The Baseline Planned Nonlabor Cost - At Completion Nonlabor Cost.
EPS | SummaryNonLaborUnitsPercentComplete | Percent | X | The percent complete of units for all nonlabor resources for the EPS. Computed as Actual Nonlabor Cost / At Completion Nonlabor Cost * 100. Always in the range 0 to 100.
EPS | SummaryNonLaborUnitsVariance | Unit | X | The difference between baseline nonlabor units and at completion non labor units. Calculated as Baseline nonlabor units - at completion nonlabor units.
EPS | SummaryNotStartedActivityCount | int | X | The number of activities that are currently not started.
EPS | SummaryPerformancePercentCompleteByCost | Percent | X | The percent complete of performance for all labor resources, nonlabor resources, and expenses. Computed as Earned Value / Budget At Completion * 100. Always in the range 0 to 100.
EPS | SummaryPerformancePercentCompleteByLaborUnits | Percent | X | The percent complete of performance for all labor resources. Computed as earned value labor units / baseline labor units * 100. Always in the range 0 to 100.
EPS | SummaryPlannedCost | Cost | X | The sum of all planned expense, non labor, labor, and material costs in the EPS.
EPS | SummaryPlannedDuration | Duration | X | The total working days between planned start and finish dates in the EPS.
EPS | SummaryPlannedExpenseCost | Cost | X | The sum of all planned expense costs in the EPS.
EPS | SummaryPlannedFinishDate | EndDate | X | The latest planned finish date of all activities in the EPS.
EPS | SummaryPlannedLaborCost | Cost | X | The sum of all planned labor costs in the EPS.
EPS | SummaryPlannedLaborUnits | Unit | X | The sum of all planned labor units in the EPS.
EPS | SummaryPlannedMaterialCost | Cost | X | The sum of all planned material costs in the EPS.
EPS | SummaryPlannedNonLaborCost | Cost | X | The sum of all planned non labor costs in the EPS.
EPS | SummaryPlannedNonLaborUnits | Unit | X | The sum of all planned non labor units in the EPS.
EPS | SummaryPlannedStartDate | BeginDate | X | The earliest planned start date of all activities in the EPS.
EPS | SummaryPlannedValueByCost | Cost | X | The Budget at Completion * Schedule % Complete. The Schedule % Complete specifies how much of the activity's baseline duration has been completed so far. Budget at Completion is computed from the primary baseline
EPS | SummaryPlannedValueByLaborUnits | Unit | X | The portion of the baseline labor units that is scheduled to be completed as of the project data date. Computed as Baseline Labor Units * Schedule % Complete. The Schedule % Complete specifies how much of the activity's baseline duration has been completed so far. The Baseline Labor Units is taken from the current baseline.
EPS | SummaryProgressFinishDate | EndDate | X | The date the activity is expected to be finished according to the progress made on the activity's work products. The expected finish date is entered manually by people familiar with progress of the activity's work products.
EPS | SummaryRemainingDuration | Duration | X | The total working time from the EPS remaining start date to the remaining finish date.
EPS | SummaryRemainingExpenseCost | Cost | X | The remaining costs for all project expenses associated with the activities in the EPS.
EPS | SummaryRemainingFinishDate | EndDate | X | The date the resource is scheduled to finish the remaining work for the activity. This date is computed by the project scheduler but can be updated manually by the project manager. Before the activity is started, the remaining finish date is the same as the planned finish date.
EPS | SummaryRemainingLaborCost | Cost | X | The remaining costs for all labor resources assigned to the activities. The remaining cost reflects the cost remaining for the EPS.
EPS | SummaryRemainingLaborUnits | Unit | X | The remaining units for all labor resources assigned to the activities. The remaining units reflects the work remaining to be done for the EPS.
EPS | SummaryRemainingMaterialCost | Cost | X | The remaining material costs for all project expenses associated with the activities in the EPS.
EPS | SummaryRemainingNonLaborCost | Cost | X | The remaining nonlabor costs for all project expenses associated with the activities in the EPS.
EPS | SummaryRemainingNonLaborUnits | Unit | X | The remaining units for all nonlabor resources assigned to the activities. The remaining units reflects the work remaining to be done for the EPS.
EPS | SummaryRemainingStartDate | BeginDate | X | The earliest remaining start of all activities assigned to the EPS.
EPS | SummaryRemainingTotalCost | Cost | X | The sum of all remaining total costs in the EPS.
EPS | SummarySchedulePercentComplete | Percent | X | The measure that indicates how much of the EPS baseline duration has been completed so far. Computed based on where the current data date falls between the activity's baseline start and finish dates. If the data date is earlier than the Baseline start, the schedule % complete is 0. If the data date is later than the Baseline finish, the schedule % complete is 100. The schedule % complete indicates how much of the EPS duration should be currently completed, relative to the selected baseline.
EPS | SummarySchedulePercentCompleteByLaborUnits | Percent | X | The percent complete of units for all labor resources. Computed as Actual Labor Units / At Completion Labor Units * 100. Always in the range 0 to 100.
EPS | SummarySchedulePerformanceIndexByCost | double | X | The Earned Value divided by the Planned Value. A value less than 1 indicates that less work was actually performed than was scheduled.
EPS | SummarySchedulePerformanceIndexByLaborUnits | double | X | The Earned Value Labor Units divided by Planned Value Labor Units.
EPS | SummaryScheduleVarianceByCost | Cost | X | The Earned Value divided by the Planned Value. A negative value indicates that less work was actually performed than was scheduled.
EPS | SummaryScheduleVarianceByLaborUnits | Unit | X | The Earned Value Labor Units minus the Planned Value Labor Units.
EPS | SummaryScheduleVarianceIndex | double | X | The value that is calculated as the Schedule Variance Labor Units divided by Planned Value Labor Units.
EPS | SummaryScheduleVarianceIndexByCost | Percent | X | The Schedule Variance divided by the Planned Value.
EPS | SummaryScheduleVarianceIndexByLaborUnits | double | X | The Schedule Variance Labor Units divided by the Planned Value Labor Units.
EPS | SummaryStartDateVariance | Duration | X | The duration between the start date in the current project and the baseline start date. Calculated as start date - baseline start date.
EPS | SummaryToCompletePerformanceIndexByCost | double | X | The (Budget at Completion - Earned Value) divided by (Estimate at Completion - Actual Cost).
EPS | SummaryTotalCostVariance | Cost | X | The value that is calculated as baseline total cost - total cost.
EPS | SummaryTotalFloat | Duration | X | The amount of time the EPS can be delayed before delaying the project finish date. Total float can be computed as late start - early start or as late finish - early finish; this option can be set when running the project scheduler.
EPS | SummaryUnitsPercentComplete | Percent | X | The percent complete of units for the resource assignments in the EPS. Computed as Actual Units / At Complete Units * 100. Always in the range 0 to 100.
EPS | SummaryVarianceAtCompletionByLaborUnits | Unit | X | The Baseline Planned Total Labor Units minus Estimate at Completion Labor Units.
EPS | TotalBenefitPlan | Cost | X | The sum of the monthly benefit plan.
EPS | TotalBenefitPlanTally | Cost | X | The sum of the monthly benefit plan tally.
EPS | TotalFunding | Cost | X | The total amount of funding contributed to the project by your funding sources.
EPS | TotalSpendingPlan | Cost | X | The sum of the monthly spending plan.
EPS | TotalSpendingPlanTally | Cost | X | The sum of the monthly spending plan tally.
EPS | UnallocatedBudget | Cost | X | The total current budget minus the distributed current budget.
EPS | UndistributedCurrentVariance | Cost | X | The total spending plan minus the total spending plan tally.

## EPSBudgetChangeLog

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
EPSBudgetChangeLog | Amount | Cost |  | The amount of budget change.
EPSBudgetChangeLog | ChangeNumber | String |  | The change number that is automatically incremented according to when changes are added. This can be changed to any number.
EPSBudgetChangeLog | CreateDate | java.util.Date | X | The date this epsbudgetchangelog was created.
EPSBudgetChangeLog | CreateUser | String | X | The name of the user that created this epsbudgetchangelog.
EPSBudgetChangeLog | Date | java.util.Date |  | The date of this budget change entry.
EPSBudgetChangeLog | EPSId | String | X | The short code assigned to the associated EPS.
EPSBudgetChangeLog | EPSName | String | X | The name of the EPS element associated with this budget change log.
EPSBudgetChangeLog | EPSObjectId | ObjectId |  | The unique ID of the EPS element to which the budget change log applies.
EPSBudgetChangeLog | LastUpdateDate | java.util.Date | X | The date this epsbudgetchangelog was last updated.
EPSBudgetChangeLog | LastUpdateUser | String | X | The name of the user that last updated this epsbudgetchangelog.
EPSBudgetChangeLog | ObjectId | ObjectId |  | The unique ID generated by the system.
EPSBudgetChangeLog | Reason | String |  | The description of the reason for the budget change request.
EPSBudgetChangeLog | Responsible | String |  | The person responsible for the change.
EPSBudgetChangeLog | Status | BudgetChangeStatus |  | The status of this budget change request.

## EPSFunding

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
EPSFunding | Amount | Cost |  | The amount of a funding source that is allocated to the EPS.
EPSFunding | CreateDate | java.util.Date | X | The date this epsfunding was created.
EPSFunding | CreateUser | String | X | The name of the user that created this epsfunding.
EPSFunding | EPSId | String | X | The short code assigned to the associated EPS.
EPSFunding | EPSName | String | X | The name of the EPS element associated with this funding.
EPSFunding | EPSObjectId | ObjectId |  | The unique ID of the associated EPS for this EPS funding.
EPSFunding | FundShare | Percent |  | The percentage of the total fund that is allocated to the EPS.
EPSFunding | FundingSourceObjectId | ObjectId |  | The unique ID of the associated funding source for this EPS funding.
EPSFunding | LastUpdateDate | java.util.Date | X | The date this epsfunding was last updated.
EPSFunding | LastUpdateUser | String | X | The name of the user that last updated this epsfunding.
EPSFunding | ObjectId | ObjectId |  | The unique ID generated by the system.

## EPSNote

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
EPSNote | CreateDate | java.util.Date | X | The date this EPS Note was created.
EPSNote | CreateUser | String | X | The name of the user that created this EPS Note.
EPSNote | EPSId | String | X | The short code assigned to the associated EPS.
EPSNote | EPSName | String | X | The name of the EPS element associated with this note.
EPSNote | EPSObjectId | ObjectId |  | The unique ID of the associated EPS.
EPSNote | LastUpdateDate | java.util.Date | X | The date this EPS Note was last updated.
EPSNote | LastUpdateUser | String | X | The name of the user that last updated this EPS Note.
EPSNote | Note | String |  | The information that is associated with the notebook topic.
EPSNote | NotebookTopicName | String | X | The name of the associated notebook topic.
EPSNote | NotebookTopicObjectId | ObjectId |  | The unique ID of the associated notebook topic.
EPSNote | ObjectId | ObjectId |  | The unique ID generated by the system.
EPSNote | RawTextNote | String | X | The information that is associated with the notebook topic, without any HTML.

## EPSSpendingPlan

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
EPSSpendingPlan | BenefitPlan | Cost |  | The editable monthly profit portion for each month for the EPS.
EPSSpendingPlan | CreateDate | java.util.Date | X | The date this EPS Spending plan was created.
EPSSpendingPlan | CreateUser | String | X | The name of the user that created this EPS Spending plan.
EPSSpendingPlan | Date | java.util.Date |  | The start of a spending/benefit plan time period for the EPS.
EPSSpendingPlan | EPSId | String | X | The short code assigned to the associated EPS.
EPSSpendingPlan | EPSName | String | X | The name of the EPS element associated with this spending plan.
EPSSpendingPlan | EPSObjectId | ObjectId |  | The unique ID of the associated EPS for this EPS spending plan.
EPSSpendingPlan | LastUpdateDate | java.util.Date | X | The date this EPS Spending plan was last updated.
EPSSpendingPlan | LastUpdateUser | String | X | The name of the user that last updated this EPS Spending plan.
EPSSpendingPlan | ObjectId | ObjectId |  | The unique ID generated by the system.
EPSSpendingPlan | SpendingPlan | Cost |  | The editable total monthly expenditure for the EPS.

## ExpenseCategory

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ExpenseCategory | CreateDate | java.util.Date | X | The date this expense category was created.
ExpenseCategory | CreateUser | String | X | The name of the user that created this expense category.
ExpenseCategory | LastUpdateDate | java.util.Date | X | The date this expense category was last updated.
ExpenseCategory | LastUpdateUser | String | X | The name of the user that last updated this expense category.
ExpenseCategory | Name | String |  | The name of the expense category.
ExpenseCategory | ObjectId | ObjectId |  | The unique ID generated by the system.
ExpenseCategory | SequenceNumber | int |  | The sequence number for sorting.

## FinancialPeriod

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
FinancialPeriod | CreateDate | java.util.Date | X | The date this financial period was created.
FinancialPeriod | CreateUser | String | X | The name of the user that created this financial period.
FinancialPeriod | EndDate | EndDate |  | The end date of the period
FinancialPeriod | LastUpdateDate | java.util.Date | X | The date this financial period was last updated.
FinancialPeriod | LastUpdateUser | String | X | The name of the user that last updated this financial period.
FinancialPeriod | Name | String |  | The name of the financial period.
FinancialPeriod | ObjectId | ObjectId |  | The unique ID generated by the system.
FinancialPeriod | StartDate | BeginDate |  | The start date of the period

## FundingSource

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
FundingSource | CreateDate | java.util.Date | X | The date this funding source was created.
FundingSource | CreateUser | String | X | The name of the user that created this funding source.
FundingSource | Description | String |  | The description of the funding source.
FundingSource | LastUpdateDate | java.util.Date | X | The date this funding source was last updated.
FundingSource | LastUpdateUser | String | X | The name of the user that last updated this funding source.
FundingSource | Name | String |  | The name of the funding source.
FundingSource | ObjectId | ObjectId |  | The unique ID generated by the system.
FundingSource | ParentObjectId | ObjectId |  | The unique ID of the parent funding source of this funding source in the hierarchy.
FundingSource | SequenceNumber | int |  | The sequence number for sorting.

## GlobalPreferences

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
GlobalPreferences | BaseCurrencyObjectId | ObjectId |  | The unique ID of the currency.
GlobalPreferences | CreateDate | java.util.Date | X | The date this global preferences was created.
GlobalPreferences | CreateUser | String | X | The name of the user that created this global preferences.
GlobalPreferences | CustomLabel1 | String |  | The custom (user-defined) text that will be inserted into any report containing the Custom Label 1 global variable text cell, when printed.
GlobalPreferences | CustomLabel2 | String |  | The custom (user-defined) text that will be inserted into any report containing the Custom Label 2 global variable text cell, when printed.
GlobalPreferences | CustomLabel3 | String |  | The custom (user-defined) text that will be inserted into any report containing the Custom Label 3 global variable text cell, when printed.
GlobalPreferences | DayAbbreviation | String |  | The abbreviation character for time periods of days. This abbreviation is used for displaying time units and durations in the user's selected display formats.
GlobalPreferences | DefaultDuration | Duration |  | The planned duration assigned to new activities by default.
GlobalPreferences | DefaultTimesheetApprovalManager | ObjectId |  | The unique ID of the resource manager assigned to approve timesheets for new resources by default.
GlobalPreferences | EVEstimateToCompleteFactor | double |  | The user-defined performance factor, PF, for computing earned-value estimate-to-complete. ETC is computed as PF * ( BAC - earned value). This value is assigned to new projects by default. It can be modified for each project WBS element.
GlobalPreferences | EVEstimateToCompleteTechnique | EarnedValueETCComputeType |  | The technique for computing earned-value estimate-to-complete. This setting is assigned to new projects by default. It can be modified for each project WBS element.
GlobalPreferences | EVPerformancePctCompleteCustomPct | Percent |  | The user-defined percent complete for computing earned value for activities within the WBS. A value of, say, 25 means that 25% of the planned amount is earned when the activity is started and the remainder is earned when the activity is completed. This value is assigned to new projects by default. It can be modified for each project WBS element.
GlobalPreferences | EVPerformancePctCompleteTechnique | EarnedValueComputeType |  | The technique used for computing earned-value percent complete. This setting is assigned to new projects by default. It can be modified for each project WBS element.
GlobalPreferences | EarnedValueCalculation | EarnedValueCalculationType |  | The flag indicating which values to use when calculating earned value when using a primary baseline. Valid values are 'At Completion Values with Current Dates', 'Planned Values with Planned Dates', and 'Planned Values with Current Dates'.
GlobalPreferences | EnablePasswordPolicy | boolean |  | The flag that indicates whether the password policy is enforced.
GlobalPreferences | EnableTSAudit | boolean |  | The flag indicating whether to track timesheet submission, approval, and rejection. When you set this option, the application saves each user who reviews a timesheet, and when the timesheet was reviewed. This information can be viewed by loading TimesheetAudit business objects.
GlobalPreferences | FooterLabel1 | String |  | The first footer for reports. The Project Management application allows up to three different footer text strings that can be optionally placed at the bottom of all reports using the report writer.
GlobalPreferences | FooterLabel2 | String |  | The second footer for reports. The Project Management application allows up to three different footer text strings that can be optionally placed at the bottom of all reports using the report writer.
GlobalPreferences | FooterLabel3 | String |  | The third footer for reports. The Project Management application allows up to three different footer text strings that can be optionally placed at the bottom of all reports using the report writer.
GlobalPreferences | HeaderLabel1 | String |  | The first header for reports. The Project Management application allows up to three different header text strings that can be optionally placed at the top of all reports using the report writer.
GlobalPreferences | HeaderLabel2 | String |  | The second header for reports. The Project Management application allows up to three different header text strings that can be optionally placed at the top of all reports using the report writer.
GlobalPreferences | HeaderLabel3 | String |  | The third header for reports. The Project Management application allows up to three different header text strings that can be optionally placed at the top of all reports using the report writer.
GlobalPreferences | HourAbbreviation | String |  | The abbreviation character for time periods of hours. This abbreviation is used for displaying time units and durations in the user's selected display formats.
GlobalPreferences | HoursPerDay | double |  | The number of work hours per day. This conversion factor is used for displaying time units and durations in the user's selected display formats.
GlobalPreferences | HoursPerMonth | double |  | The number of work hours per month. This conversion factor is used for displaying time units and durations in the user's selected display formats.
GlobalPreferences | HoursPerWeek | double |  | The number of work hours per week. This conversion factor is used for displaying time units and durations in the user's selected display formats.
GlobalPreferences | HoursPerYear | double |  | The number of work hours per year. This conversion factor is used for displaying time units and durations in the user's selected display formats.
GlobalPreferences | LastUpdateDate | java.util.Date | X | The date this global preferences was last updated.
GlobalPreferences | LastUpdateUser | String | X | The name of the user that last updated this global preferences.
GlobalPreferences | LogHoursAfterActualFinish | boolean |  | The flag that indicates whether timesheet application users are allowed to log timesheet hours on activities for dates after the activities' actual finish dates.
GlobalPreferences | LogHoursBeforeActualStart | boolean |  | The flag that indicates whether timesheet application users are allowed to log timesheet hours on activities for dates prior to the activities' actual start dates.
GlobalPreferences | LogHoursCompletedActivities | boolean |  | The flag that indicates whether timesheet application users are allowed to log timesheet hours on activities that are already marked as completed.
GlobalPreferences | LogHoursInFuture | boolean |  | The flag that indicates whether the user can log hours in the future.
GlobalPreferences | LogHoursNotStartedActivities | boolean |  | The flag that indicates whether timesheet application users are allowed to log timesheet hours on activities that are still marked as Not started.
GlobalPreferences | MaxActivityCodeTreeLevels | int |  | The maximum number of levels that can be created in activity code hierarchies in the Project Management application. The API ignores this setting when creating activity codes.
GlobalPreferences | MaxActivityCodesPerProject | int |  | The maximum number of project-level activity user codes that can be created per project.
GlobalPreferences | MaxActivityIdLength | int |  | The maximum number of characters allowed for activity IDs.
GlobalPreferences | MaxBaselinesPerProject | int |  | The maximum number of baselines that can be created per project.
GlobalPreferences | MaxCostAccountLength | int |  | The maximum number of characters allowed for cost account IDs (at each level in the cost account tree).
GlobalPreferences | MaxCostAccountTreeLevels | int |  | The maximum number of levels that can be created in the cost account hierarchy in the Project Management application. The API ignores this setting when creating cost accounts.
GlobalPreferences | MaxOBSTreeLevels | int |  | The maximum number of levels that can be created in OBS hierarchies in the Project Management application. The API ignores this setting when creating OBS objects.
GlobalPreferences | MaxProjectCodeTreeLevels | int |  | The maximum number of levels in the project category hierarchy in the Project Management application. The API ignores this setting when creating project codes.
GlobalPreferences | MaxProjectIdLength | int |  | The maximum number characters allowed for project IDs.
GlobalPreferences | MaxResourceCodeTreeLevels | int |  | The maximum number of levels in the resource code hierarchy in the Project Management application. The API ignores this setting when creating resource codes.
GlobalPreferences | MaxResourceIdLength | int |  | The maximum number of characters allowed for resource IDs (at each level in the resource tree).
GlobalPreferences | MaxResourceTreeLevels | int |  | The maximum number of levels that can be created in the resource hierarchy.
GlobalPreferences | MaxRoleIdLength | int |  | The maximum number characters allowed for role IDs.
GlobalPreferences | MaxRoleTreeLevels | int |  | The maximum number of levels in the role hierarchy in the Project Management application. The API ignores this setting when creating roles.
GlobalPreferences | MaxTimesheetResourceHours | double |  | The maximum hours a resource can enter per day for all of their assigned activities.
GlobalPreferences | MaxWBSCodeLength | int |  | The maximum number of characters allowed for WBS codes (at each level in the WBS tree).
GlobalPreferences | MaxWBSTreeLevels | int |  | The maximum number of levels that can be created in WBS hierarchies.
GlobalPreferences | MaximumBaselinesCopiedWithProject | int |  | The number of baseline projects that can be copied with a project.
GlobalPreferences | MinuteAbbreviation | String |  | The abbreviation character for time periods of minutes. This abbreviation is used for displaying time units and durations in the user's selected display formats.
GlobalPreferences | MonthAbbreviation | String |  | The abbreviation character for time periods of months. This abbreviation is used for displaying time units and durations in the user's selected display formats.
GlobalPreferences | NumberOfAccessibleFutureTimesheets | int |  | The number of future timesheets that timesheet application users are allowed to access.
GlobalPreferences | NumberOfAccessiblePastTimesheets | int |  | The number of past timesheets that can be accessed.
GlobalPreferences | ResourcesCanAssignThemselvesToActivities | boolean |  | The flag that indicates whether timesheet application users are allowed to assign themselves to activities in this project.
GlobalPreferences | StartDayOfWeek | int |  | The starting day of the week as displayed in all calendars.
GlobalPreferences | SummarizeByCalendar | boolean |  | The flag indicating whether to summarize by calendar .
GlobalPreferences | SummarizeByFinancialPeriods | boolean |  | The flag indicating whether to summarize the EPS, project or WBS by financial periods.
GlobalPreferences | SummaryResourceSpreadInterval | SummarySpreadInterval |  | The interval in which resource and role level spreads are summarized and stored. Valid values are 'Month' and 'Week'. This setting is used by the Summarizer job service.
GlobalPreferences | SummaryWBSSpreadInterval | SummarySpreadInterval |  | The interval in which WBS level spreads are summarized and stored. Valid values are 'Month' and 'Week'. This setting is used by the Summarizer job service.
GlobalPreferences | TimeWindowCompletedActivities | int |  | The time window (days) to access completed activities in the timesheet application, assigned to new resources by default.
GlobalPreferences | TimeWindowNotStartedActivities | int |  | The time window (days) to access not started activities in the timesheet application, assigned to new resources by default.
GlobalPreferences | TimesheetApprovalLevel | int |  | The number of approval levels required for timesheets (0, 1, or 2) before timesheets hours are applied to activities as actuals.
GlobalPreferences | TimesheetDecimalDigits | int |  | The number of decimal digits for recording hours in timesheets.
GlobalPreferences | TimesheetInterval | boolean |  | The flag that indicates whether timesheet application users enter timesheet hours daily or by entire timesheet reporting period.
GlobalPreferences | TimesheetPeriodEndsOnDay | DayOfWeekType |  | The end day of time sheet period used in time sheet application. Valid values are: 'Sunday', 'Monday', 'Tuesday', 'Wednesday', 'Thursday', 'Friday' and 'Saturday'.
GlobalPreferences | TimesheetPeriodType | TimesheetPeriodType |  | The time period used in time sheet application. Valid values are: 'Every Week', 'Every Two Weeks', 'Every Four Weeks' and 'Every Month'.
GlobalPreferences | UseCalendarTimePeriodsFlag | boolean |  | The flag that indicates whether the system uses the hours per time period defined in the calendar.If this flag is true, the system uses the hours per time period settings that are defined in the calendar.If this flag is false, the system uses the hours per time period from the global preferences.
GlobalPreferences | UseMaxTimesheetResourceHours | boolean |  | The flag indicating whether to restrict the number of hours a user can enter to the limit specified in MaxTimesheetResourceHours.
GlobalPreferences | UseProjectManagerApproval | String |  | The flag that indicates the approval sequence, if any, required for level 2 timesheet approvals. For example, project managers must approve before resource manager do, or vice versa.
GlobalPreferences | UseTimesheets | boolean |  | The flag that indicates whether new resources use timesheets by default.
GlobalPreferences | WBSCategoryLabel | String |  | The dynamic label used for the WBS category. Project Planner allows the system administrator to dynamically label the WBS category.
GlobalPreferences | WBSCodeSeparator | String |  | The character used for separating code fields for the cost account tree. This is also the WBS code separator for new projects by default.
GlobalPreferences | WeekAbbreviation | String |  | The abbreviation character for time periods of weeks. This abbreviation is used for displaying time units and durations in the user's selected display formats.
GlobalPreferences | YearAbbreviation | String |  | The abbreviation character for time periods of years. This abbreviation is used for displaying time units and durations in the user's selected display formats.

## GlobalProfile

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
GlobalProfile | CreateDate | java.util.Date | X | The date this Global Profile was created.
GlobalProfile | CreateUser | String | X | The name of the user that created this Global Profile.
GlobalProfile | IsDefault | boolean |  | The flag that indicates this security profile is assigned to new users by default. When a GlobalProfile object is deleted from the database, all users assigned to that profile are reassigned to the default profile. You cannot not delete the default profile.
GlobalProfile | IsSuperUser | boolean | X | The flag that identifies the superuser profile. Superuser profiles are automatically granted all privileges.
GlobalProfile | LastUpdateDate | java.util.Date | X | The date this Global Profile was last updated.
GlobalProfile | LastUpdateUser | String | X | The name of the user that last updated this Global Profile.
GlobalProfile | Name | String |  | The privileges that are turned on.
GlobalProfile | ObjectId | ObjectId |  | The unique ID generated by the system.

## IssueHistory

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
IssueHistory | CreateDate | java.util.Date | X | The date this issue history was created.
IssueHistory | CreateUser | String | X | The name of the user that created this issue history.
IssueHistory | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
IssueHistory | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
IssueHistory | LastUpdateDate | java.util.Date | X | The date this issue history was last updated.
IssueHistory | LastUpdateUser | String | X | The name of the user that last updated this issue history.
IssueHistory | Notes | String | X | The notes associated with the issue history.
IssueHistory | ProjectIssueObjectId | ObjectId | X | The unique ID of the associated project issue for this issue history.
IssueHistory | ProjectObjectId | ObjectId | X | The unique ID of the associated project for this issue history.

## NotebookTopic

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
NotebookTopic | AvailableForActivity | boolean |  | The flag indicating that the topic will be available to assign to activities.
NotebookTopic | AvailableForEPS | boolean |  | The flag indicating that the topic will be available to assign to EPS.
NotebookTopic | AvailableForProject | boolean |  | The flag indicating that the topic will be available to assign to projects.
NotebookTopic | AvailableForWBS | boolean |  | The flag indicating that the topic will be available to assign to WBS.
NotebookTopic | CreateDate | java.util.Date | X | The date this notebook topic was created.
NotebookTopic | CreateUser | String | X | The name of the user that created this notebook topic.
NotebookTopic | LastUpdateDate | java.util.Date | X | The date this notebook topic was last updated.
NotebookTopic | LastUpdateUser | String | X | The name of the user that last updated this notebook topic.
NotebookTopic | Name | String |  | The name of the notebook topic.
NotebookTopic | ObjectId | ObjectId |  | The unique ID generated by the system.
NotebookTopic | SequenceNumber | int |  | The sequence number for sorting.

## OBS

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
OBS | CreateDate | java.util.Date | X | The date this OBS was created.
OBS | CreateUser | String | X | The name of the user that created this OBS.
OBS | Description | String |  | The description of the person/role in the organization.
OBS | GUID | String |  | The globally unique ID generated by the system.
OBS | LastUpdateDate | java.util.Date | X | The date this OBS was last updated.
OBS | LastUpdateUser | String | X | The name of the user that last updated this OBS.
OBS | Name | String |  | The name of the person/role in the organization, sometimes referred to elsewhere as the "responsible manager".
OBS | ObjectId | ObjectId |  | The unique ID generated by the system.
OBS | ParentObjectId | ObjectId |  | The unique ID of the parent OBS of this OBS in the hierarchy.
OBS | SequenceNumber | int |  | The sequence number for sorting.

## OverheadCode

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
OverheadCode | CreateDate | java.util.Date | X | The date this nonworktype was created.
OverheadCode | CreateUser | String | X | The name of the user that created this nonworktype.
OverheadCode | Description | String |  | The description of the overhead code.
OverheadCode | LastUpdateDate | java.util.Date | X | The date this nonworktype was last updated.
OverheadCode | LastUpdateUser | String | X | The name of the user that last updated this nonworktype.
OverheadCode | Name | String |  | The name of the overhead code.
OverheadCode | ObjectId | ObjectId |  | The unique ID generated by the system.
OverheadCode | SequenceNumber | int |  | The sequence number for sorting.

## Project

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Project | ActivityDefaultActivityType | ActivityType |  | The default type for activities. Possible values are 'Task Dependent', 'Resource Dependent', 'Level of Effort', or 'Milestone'. A 'Task Dependent' activity is scheduled using the activity's calendar rather than the calendars of the assigned resources. A 'Resource Dependent' activity is scheduled using the calendars of the assigned resources. This type is used when several resources are assigned to the activity, but they may work separately. A 'Milestone' is a zero-duration activity without resources, marking a significant project event. A 'Level of Effort' activity has a duration that is determined by its dependent activities. Administration-type activities are typically 'Level of Effort'.
Project | ActivityDefaultCalendarObjectId | ObjectId |  | The unique ID of the calendar assigned to new activities by default. Can be null for baselines.
Project | ActivityDefaultCostAccountObjectId | ObjectId |  | The unique ID of the cost account assigned to new activities and project expenses by default.
Project | ActivityDefaultDurationType | DurationType |  | The duration type assigned to new activities by default. Valid values are 'Fixed Units/Time', 'Fixed Duration and Units/Time', 'Fixed Units', or 'Fixed Duration and Units'.
Project | ActivityDefaultPercentCompleteType | PercentCompleteType |  | The percent complete type assigned to new activities by default. Valid values are 'Physical', 'Duration', and 'Units'.
Project | ActivityDefaultPricePerUnit | Cost |  | The price used to estimate resource costs for activities that have planned, actual, or remaining units, but no resource assignments. This price is also used to compute costs for activities in cases where resources are assigned but the resources have no prices. Resource cost is computed as the resource units multiplied by the price per time.
Project | ActivityIdBasedOnSelectedActivity | boolean |  | The flag that indicates how to auto-number activity IDs for new activities-Y/N - Y means use the selected activity's activity ID as prefix, N means use standard auto-numbering based on the prefix, suffix. Default = 'false'
Project | ActivityIdIncrement | int |  | The increment used for auto-numbering of activity IDs. When a new activity is created, the activity ID is automatically generated using auto-numbering. Activity ID auto-numbering concatenates the prefix and the suffix, with the suffix incremented to make the code unique. Example: 'A', '1000', '10' yields activity IDs of 'A1010', 'A1020', 'A1030', etc.
Project | ActivityIdPrefix | String |  | The prefix used for auto-numbering of activity IDs. When a new activity is created, the activity ID is automatically generated using auto-numbering. Activity ID auto-numbering concatenates the prefix and the suffix, with the suffix incremented to make the code unique. Example: 'A', '1000', '10' yields activity IDs of 'A1010', 'A1020', 'A1030', etc.
Project | ActivityIdSuffix | int |  | The suffix used for auto-numbering of activity IDs. When a new activity is created, the activity ID is automatically generated using auto-numbering. Activity ID auto-numbering concatenates the prefix and the suffix, with the suffix incremented to make the code unique. Example: 'A', '1000', '10' yields activity IDs of 'A1010', 'A1020', 'A1030', etc.
Project | ActivityPercentCompleteBasedOnActivitySteps | boolean |  | The flag that indicates whether activity physical percent complete is automatically computed from the activity steps completed.
Project | AddActualToRemaining | boolean |  | The flag that indicates whether to add actual to remaining or to subtract actual from at complete when actual units and costs are updated. Default = 'true'
Project | AddedBy | String |  | The name of the user who added the project to the database.
Project | AllowNegativeActualUnitsFlag | boolean |  | The flag that indicates whether the project can allow the negative valus for the actual units.
Project | AnnualDiscountRate | double |  | The user-defined number field that identifies the discount rate for the project.
Project | AnticipatedFinishDate | EndDate |  | The anticipated finish date of Project element. User-entered - not dependent upon any other fields. If there are no children, the anticipated finish date will be the finish date displayed in the columns.
Project | AnticipatedStartDate | BeginDate |  | The anticipated start date of Project element. User-entered - not dependent upon any other fields. If there are no children, the anticipated start date will be the start date displayed in the columns.
Project | AssignmentDefaultDrivingFlag | boolean |  | The default flag assigned to new assignments, to indicate whether assignments will drive activity dates.
Project | AssignmentDefaultRateType | DefaultRateType |  | The default rate type when adding resource assignments to a project. Valid values are 'Price / Unit', 'Price / Unit2', 'Price / Unit3', 'Price / Unit4', and 'Price / Unit5'.
Project | CheckOutDate | java.util.Date | X | The date on which the project was checked out of the Project Management database.
Project | CheckOutStatus | boolean |  | The flag that indicates that the project is currently checked out to an external file or database and is being managed remotely.
Project | CheckOutUserObjectId | ObjectId | X | The unique ID of the User that checked out this project.
Project | ContainsSummaryData | boolean | X | The flag that indicates that the Project has been summarized.
Project | CostQuantityRecalculateFlag | boolean |  | The flag that, when costs and quantities are linked, indicates whether the quantities should be updated when costs are updated,
Project | CreateDate | java.util.Date | X | The date this project was created.
Project | CreateUser | String | X | The name of the user that created this project.
Project | CriticalActivityFloatLimit | Duration |  | The duration used to determine if an activity is critical. When an activity has total float that is less than or equal to this duration, the activity is marked as critical.
Project | CriticalActivityPathType | CriticalActivityPathType |  | The critical path type, which indicates how critical path activities are identified for the project, based on either 'Critical Float' or 'Longest Path'.
Project | CurrentBaselineProjectObjectId | ObjectId |  | The unique ID of the project's baseline to use for computing summaries.
Project | CurrentBudget | Cost | X | The sum of the original budget plus the approved and pending budgets from the budget change log.
Project | CurrentVariance | Cost | X | The difference between the current budget and the total spending plan. Calculated as current budget - total spending plan. Not rolled up
Project | DataDate | java.util.Date |  | The current data date for the project. The project status is up to date as of the data date. The data date is modified when project actuals are applied.
Project | DateAdded | java.util.Date |  | The date on which the project was added to the Project Management database.
Project | DefaultPriceTimeUnits | UnitType |  | The time units associated with the project's default price per time. Valid values are 'Hour', 'Day', 'Week', 'Month', and 'Year'.
Project | Description | String |  | The description of the Project.
Project | DiscountApplicationPeriod | DiscountApplicationPeriod |  | The timescale for entering ROI spending and benefit plan. Valid values are 'Month', 'Quarter', or 'Year'.
Project | DistributedCurrentBudget | Cost | X | The current budget values from one level lower.
Project | EarnedValueComputeType | EarnedValueComputeType |  | The technique used for computing earned-value percent complete for activities within the Project. Valid values are 'Activity Percent Complete', '0 / 100', '50 / 50', 'Custom Percent Complete', 'WBS Milestones Percent Complete', and 'Activity Percent Complete Using Resource Curves'.
Project | EarnedValueETCComputeType | EarnedValueETCComputeType |  | The technique for computing earned-value estimate-to-complete for activities within the Project. Valid values are 'ETC = Remaining Cost for Activity', 'Performance Factor = 1', 'Performance Factor = Custom Value', 'Performance Factor = 1 / Cost Performance Index', and 'Performance Factor = 1 / (Cost Performance Index * Schedule Performance Index)'.
Project | EarnedValueETCUserValue | double |  | The user-defined performance factor, PF, for computing earned-value estimate-to-complete. ETC is computed as PF * (BAC - earned value).
Project | EarnedValueUserPercent | Percent |  | The user-defined percent complete for computing earned value for activities within the Project. A value of, say, 25 means that 25% of the planned amount is earned when the activity is started and the remainder is earned when the activity is completed.
Project | EnableSummarization | boolean |  | The option which, when true, directs the Summarizer service to automatically summarize the project. If this is false, the project will be skipped during the summary run.
Project | FinishDate | EndDate | X | The finish date of the project. This is a summary method calculated from fields populated by the Summarizer job service.
Project | FiscalYearStartMonth | int |  | The month that marks the beginning of the fiscal year for the project.
Project | ForecastFinishDate | EndDate | X | The alternate end date to be optionally used by the scheduler. The user sets the alternate end date by dragging the project bar in the Gantt Chart while manually leveling the resource profile in a resource analysis layout.
Project | ForecastStartDate | BeginDate | X | The alternate start date to be optionally used by the scheduler. The user sets the alternate start date by dragging the project bar in the Gantt Chart around while manually leveling the resource profile in a resource analysis layout.
Project | GUID | String |  | The globally unique ID generated by the system.
Project | HasFutureBucketData | boolean | X | The flag that indicates whether a resource assignment in the project has future bucket data.
Project | Id | String |  | The short code assigned to each Project element for identification. Each Project element is uniquely identified by this short code.
Project | IndependentETCLaborUnits | Unit |  | The user-entered ETC total labor.
Project | IndependentETCTotalCost | Cost |  | The user-entered ETC total cost.
Project | IntegratedType | IntegratedProjectType |  | The flag indicating whether the project is integrated with an Enterprise Resource Planning (ERP) system. 'Fusion' indicates the project is integrated with Oracle Fusion. 'ERP' indicates the project is integrated with another ERP system.
Project | IsTemplate | boolean | X | The boolean value indicating if this Project is a template Project.
Project | LastApplyActualsDate | java.util.Date | X | The last date Apply Actuals was run for this project.
Project | LastFinancialPeriodObjectId | ObjectId |  | The unique ID of the last closed financial period for the project.
Project | LastSummarizedDate | java.util.Date | X | The date the project was last summarized.
Project | LastUpdateDate | java.util.Date | X | The date this project was last updated.
Project | LastUpdateUser | String | X | The name of the user that last updated this project.
Project | LevelingPriority | int |  | The priority for scheduling.
Project | LinkActualToActualThisPeriod | boolean |  | The flag that indicates whether actual units and costs are linked to actual-this-period units and costs. Setting this field to true asynchronously causes all actual-this-period values to be recalculated for the project via a job service. Default = 'true'.
Project | LinkPercentCompleteWithActual | boolean |  | The flag that indicates whether actual units and cost should be recalculated when percent complete changes. Default = 'false'
Project | LinkPlannedAndAtCompletionFlag | boolean |  | The flag that indicates whether the At Completion Cost/Units should be linked to Planned Cost/Units for not-started activities. Default = 'true'
Project | MustFinishByDate | EndDate |  | The date by which all project activities must finish. If entered, it is used as the project late finish date by the project scheduler.
Project | Name | String |  | The name of the Project element.
Project | OBSName | String | X | The name of the person/role in the organization, sometimes referred to as the "responsible manager".
Project | OBSObjectId | ObjectId |  | The unique ID of the project manager from the project's OBS tree who is responsible for the Project.
Project | ObjectId | ObjectId |  | The unique ID generated by the system.
Project | OriginalBudget | Cost |  | The original budget for the project.
Project | OverallProjectScore | int | X | The project score calculated based on all project code types assigned to this project.
Project | OwnerResourceObjectId | ObjectId |  | The unique ID of the Owner Resource of this project.
Project | ParentEPSObjectId | ObjectId |  | The unique ID of the parent EPS of this project.
Project | PlannedStartDate | BeginDate |  | The planned start date of the project. Used by the project scheduler.
Project | PrimaryResourcesCanMarkActivitiesAsCompleted | boolean |  | The flag that indicates whether primary resources can mark the project activities as completed. If not selected, a primary resource can only mark an activity as For Review. In this case the project manager reviews the activity and marks it as either Rejected or completed.
Project | ProjectForecastStartDate | BeginDate |  | The alternate start date to be optionally used by the scheduler. The user sets the alternate start date by dragging the project bar in the Gantt Chart around while manually leveling the resource profile in a resource analysis layout.
Project | ProjectResourceSpread | ProjectResourceSpread[] | X | The field containing resource spread data for this project. If a project is attempted to be loaded with resource spread data, getProjectResourceSpread will return null if no spread data was available for that project.
Project | ProjectRoleSpread | ProjectRoleSpread[] | X | The field containing role spread data for this project. If a project is attempted to be loaded with role spread data, getProjectRoleSpread will return null if no spread data was available for that project.
Project | ProjectSpread | ProjectSpread | X | The field containing spread data for this project. If a project is attempted to be loaded with spread data, getProjectSpread will return null if no spread data was available for that project.
Project | ProposedBudget | Cost | X | The Proposed Budget, which is the sum of the original budget plus the approved and pending budgets from the budget change log.
Project | ResetPlannedToRemainingFlag | boolean |  | The flag that indicates whether to reset Planned Duration and Units to Remaining Duration and Units, or to reset Remaining Duration and Units to Planned Duration and Units when the Activity Status is or becomes not started. Default = 'true'
Project | ResourceCanBeAssignedToSameActivityMoreThanOnce | boolean |  | The flag that indicates whether a resource can be assigned more than once to the same activity. This is useful when the resource is expected to perform more than one role on an activity, for example, documentation plus QA.
Project | ResourcesCanAssignThemselvesToActivities | boolean |  | The flag that indicates whether timesheet application users are allowed to assign themselves to activities in this project.
Project | ResourcesCanEditAssignmentPercentComplete | boolean |  | The flag that indicates whether the project's resource update the remaining units or the percent complete for their activities in the timesheet application.
Project | ResourcesCanMarkAssignmentAsCompleted | boolean |  | The flag that indicates whether timesheet resources can mark the assignment as complete.
Project | ResourcesCanViewInactiveActivities | boolean |  | The flag that indicates whether timesheet resources can view inactive project activities.
Project | RiskLevel | ProjectRiskLevel |  | The risk level assigned to the project: 'Very High', 'High', 'Medium', 'Low', and 'Very Low'.
Project | ScheduledFinishDate | EndDate |  | The early finish date of the latest activity in the project, as computed by the project scheduler.
Project | SourceProjectObjectId | ObjectId | X | The unique ID of the project from which the reflection project was created, if the current project is a reflection project.
Project | StartDate | BeginDate | X | The start date of the project. This is a summary method calculated from fields populated by the Summarizer job service.
Project | Status | ProjectStatus |  | The project status: 'Planned', 'Active', 'Inactive', 'What-If', 'Requested', or 'Template'.
Project | StrategicPriority | int |  | The project's priority. The range is from 1 to 10,000.
Project | SummarizeToWBSLevel | int |  | The maximum level within the project's WBS to perform summarization - default to 2.
Project | SummarizedDataDate | java.util.Date |  | The data date of the project when it was last summarized-only updated by summarizer.
Project | SummaryAccountingVarianceByCost | Cost | X | The Planned Value minus the Actual Cost. A negative value indicates that the Actual Cost has exceeded the Planned Value.
Project | SummaryAccountingVarianceByLaborUnits | Unit | X | The Planned Value Labor Units minus the Actual Units. Negative value indicates that Actual Units have exceeded the Planned Value Labor Units.
Project | SummaryActivityCount | int | X | The number of activities that are currently in progress.
Project | SummaryActualDuration | Duration | X | The actual duration.
Project | SummaryActualExpenseCost | Cost | X | The actual costs for all project expenses associated with the project.
Project | SummaryActualFinishDate | EndDate | X | The latest actual finish date of all activities in the project.
Project | SummaryActualLaborCost | Cost | X | The actual cost for all labor resources assigned to the activity.
Project | SummaryActualLaborUnits | Unit | X | The actual labor units.
Project | SummaryActualMaterialCost | Cost | X | The actual units for all material resources assigned to the activity.
Project | SummaryActualNonLaborCost | Cost | X | The actual units for all nonlabor resources assigned to the activity.
Project | SummaryActualNonLaborUnits | Unit | X | The actual nonlabor units.
Project | SummaryActualStartDate | BeginDate | X | The earliest actual start date of all activities in the project.
Project | SummaryActualThisPeriodCost | Cost | X | The actual this period cost (will be labor or nonlabor).
Project | SummaryActualThisPeriodLaborCost | Cost | X | The actual this period labor cost
Project | SummaryActualThisPeriodLaborUnits | Unit | X | The actual this period labor units.
Project | SummaryActualThisPeriodMaterialCost | Cost | X | The actual this period material cost.
Project | SummaryActualThisPeriodNonLaborCost | Cost | X | The actual this period nonlabor cost.
Project | SummaryActualThisPeriodNonLaborUnits | Unit | X | The actual this period nonlabor units.
Project | SummaryActualTotalCost | Cost | X | The actual labor cost + actual nonlabor cost + actual expense cost as of the project data date.
Project | SummaryActualValueByCost | Cost | X | The actual total cost incurred on the activity as of the project data date, computed as Actual Labor Cost + Actual Nonlabor Cost + Actual Material Cost + Actual Expense Cost.
Project | SummaryActualValueByLaborUnits | Unit | X | The actual total labor units for the activity as of the project data date (i.e., actual total cost by labor units).
Project | SummaryAtCompletionDuration | Duration | X | The duration at completion.
Project | SummaryAtCompletionExpenseCost | Cost | X | The sum of the actual plus remaining cost for all project expenses associated with the cost account. Computed as Actual Expense Cost + Remaining Expense Cost.
Project | SummaryAtCompletionLaborCost | Cost | X | The sum of the actual plus remaining costs for all labor resources assigned to the activity. Computed as actual labor cost + remaining labor cost. Same as the planned labor costs if the activity is not started and the actual labor costs once the activity is completed.
Project | SummaryAtCompletionLaborUnits | Unit | X | The sum of the actual plus remaining units for all labor resources assigned to the activity. Computed as actual labor units + remaining labor units. Same as the planned labor units if the activity is not started and the actual labor units once the activity is completed.
Project | SummaryAtCompletionMaterialCost | Cost | X | The material cost at completion. It is the sum of the actual plus remaining costs for all material resources assigned to the activity. Computed as actual material cost + remaining material cost. Same as the planned material costs if the activity is not started and the actual material costs once the activity is completed.
Project | SummaryAtCompletionNonLaborCost | Cost | X | The nonlabor cost at completion. It is the sum of the actual plus remaining costs for all nonlabor resources assigned to the activity. Computed as actual nonlabor cost + remaining nonlabor cost. Same as the planned nonlabor costs if the activity is not started and the actual nonlabor costs once the activity is completed.
Project | SummaryAtCompletionNonLaborUnits | Unit | X | The nonlabor units at completion. It is the sum of the actual plus remaining units for all nonlabor resources assigned to the activity. Computed as actual nonlabor units + remaining nonlabor units. Same as the planned nonlabor units if the activity is not started and the actual nonlabor units once the activity is completed.
Project | SummaryAtCompletionTotalCost | Cost | X | The estimated cost at completion for the activity. Computed as the actual total cost plus the estimate-to-complete cost; EAC = ACWP + ETC. Note that the method for computing ETC depends on the earned-value technique selected for the activity's WBS.
Project | SummaryAtCompletionTotalCostVariance | Cost | X | The Baseline Planned Total Cost - At Completion Total Cost.
Project | SummaryBaselineCompletedActivityCount | int | X | The number of completed activities in the baseline.
Project | SummaryBaselineDuration | Duration | X | The planned duration for the activity in the primary baseline. Planned duration is the total working time from the activity current start date to the current finish date. Same as the actual duration plus the remaining duration. The total working time is computed using the activity's calendar.
Project | SummaryBaselineExpenseCost | Cost | X | The planned cost for all project expenses associated with the activity in the primary baseline. Computed as the baseline actual expense cost plus the baseline remaining expense cost.
Project | SummaryBaselineFinishDate | EndDate | X | The current latest finish date of all activities in the project for the current baseline.
Project | SummaryBaselineInProgressActivityCount | int | X | The number of in-progress activities in the baseline.
Project | SummaryBaselineLaborCost | Cost | X | The planned cost for all labor resources assigned to the activity in the primary baseline. Computed from the baseline At Completion labor units. If no resources are assigned, computed as the activity Baseline Planned Labor Units * Project Default Price / Time.
Project | SummaryBaselineLaborUnits | Unit | X | The planned units for all labor resources assigned to the activity in the primary baseline. Computed as the baseline actual labor units plus the baseline remaining labor units.
Project | SummaryBaselineMaterialCost | Cost | X | The planned cost for all material resources assigned to the activity in the primary baseline. Computed from the baseline At Completion nonlabor units. If no resources are assigned.
Project | SummaryBaselineNonLaborCost | Cost | X | The planned cost for all nonlabor resources assigned to the activity in the primary baseline. Computed from the baseline At Completion nonlabor units. If no resources are assigned, computed as the activity Baseline Planned Nonlabor Units * Project Default Price / Time.
Project | SummaryBaselineNonLaborUnits | Unit | X | The planned units for all nonlabor resources assigned to the activity in the primary baseline. Computed as the baseline actual nonlabor units plus the baseline remaining nonlabor units.
Project | SummaryBaselineNotStartedActivityCount | int | X | The number of activities not started in the baseline.
Project | SummaryBaselineStartDate | BeginDate | X | The current earliest start date of all activities in the Project for the current baseline.
Project | SummaryBaselineTotalCost | Cost | X | The Planned Total Cost for the activity in the primary baseline, including labor resources, nonlabor resources, and project expenses. Baseline Planned Total Cost = Baseline Planned Labor Cost + Baseline Planned Nonlabor Cost + Baseline Planned Expense Cost.
Project | SummaryBudgetAtCompletionByCost | Cost | X | The Planned Total Cost through activity completion. Computed as Planned Labor Cost + Planned Nonlabor Cost + Planned Expense Cost, same as the Planned Total Cost.
Project | SummaryBudgetAtCompletionByLaborUnits | Unit | X | The Baseline Labor Units
Project | SummaryCompletedActivityCount | int | X | The number of activities that have an Actual Finish in the Project.
Project | SummaryCostPercentComplete | Percent | X | The percent complete of cost for all nonlabor resources assigned. Computed as Actual Nonlabor Cost / At Completion Nonlabor Cost * 100. Always in the range 0 to 100.
Project | SummaryCostPercentOfPlanned | Percent | X | The activity actual cost percent of planned. Computed as actual total cost / baseline total cost * 100, or equivalently as ACWP / BAC * 100. The value can exceed 100. The baseline total cost is the activity's at completion cost from the current baseline. This field is named SummaryCostPercentOfBudget in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
Project | SummaryCostPerformanceIndexByCost | double | X | The Earned Value divided by the Actual Cost. A value less than 1 indicates that the Actual Cost has exceeded the Planned Value.
Project | SummaryCostPerformanceIndexByLaborUnits | double | X | The Earned Value Labor Units / Actual Labor Units.
Project | SummaryCostVarianceByCost | Cost | X | The Earned Value minus the Actual Cost. A negative value indicates that the Actual Cost has exceeded the Planned Value.
Project | SummaryCostVarianceByLaborUnits | Unit | X | The Earned Value Labor Cost minus Actual Value Labor Cost.
Project | SummaryCostVarianceIndex | double | X | The value that is calculated as the Cost Variance divided by Earned Value.
Project | SummaryCostVarianceIndexByCost | Percent | X | The Cost Variance divided by Earned Value.
Project | SummaryCostVarianceIndexByLaborUnits | double | X | The Cost Variance Labor Units divided by Earned Value Labor Units.
Project | SummaryDurationPercentComplete | Percent | X | The activity actual duration percent of planned. Computed as (baseline planned duration - remaining duration) / baseline planned duration * 100. The baseline planned duration is the activity's at complete duration from the primary baseline.
Project | SummaryDurationPercentOfPlanned | Percent | X | The summary actual duration percent of planned of all activities under this project. Computed as actual duration / baseline duration * 100. The value can exceed 100. The Baseline duration is the activity's at complete duration from the current baseline.
Project | SummaryDurationVariance | Duration | X | The duration between the activity's baseline duration and the at complete duration. Computed as baseline planned duration - at completion duration.
Project | SummaryEarnedValueByCost | Cost | X | The Budget at Completion * Performance % Complete. The method for computing the Performance Percent Complete depends on the Earned Value technique selected for the activity's WBS. Budget at Completion is computed from the primary baseline.
Project | SummaryEarnedValueByLaborUnits | Unit | X | The portion of the baseline labor units that is actually completed as of the project data date. Computed as Baseline Labor Units * Performance % Complete. The planned labor units performed is essentially the labor units Earned Value for the activity. The method for computing the Performance % Complete depends on the Earned Value technique selected for the activity's WBS. The Baseline Labor Units is taken from the current baseline.
Project | SummaryEstimateAtCompletionByCost | Cost | X | The Actual Cost plus the Estimate to Complete Cost. The method for computing Estimate to Complete depends on the Earned Value technique selected for the activity's WBS.
Project | SummaryEstimateAtCompletionByLaborUnits | Unit | X | The Actual Labor Units + Estimate To Complete Labor Units. (Estimate To Complete Labor Units is calculated based off of the Earned Value setting on the Project.)
Project | SummaryEstimateAtCompletionHighPercentByLaborUnits | Percent | X | The high forecast of Estimate At Completion (EAC) by labor units.
Project | SummaryEstimateAtCompletionLowPercentByLaborUnits | Percent | X | The low forecast of Estimate At Completion (EAC) by labor units.
Project | SummaryEstimateToCompleteByCost | Cost | X | The Remaining Total Cost for the activity or the Performance Factor * (Budget at Completion - Earned Value), depending on the Earned Value technique selected for the activity's WBS (calculated from the primary baseline).
Project | SummaryEstimateToCompleteByLaborUnits | Unit | X | The estimated quantity to complete the activity. Computed as either the remaining total units for the activity, or as Performance Factor * (Baseline Planned Labor Units - Planned Quantity of Work Performed), depending on the Earned Value Technique selected for the activity's WBS.
Project | SummaryExpenseCostPercentComplete | Percent | X | The percent complete of cost for all expenses associated with the project. It is computed as Actual Expense Cost / At Complete Expense Cost * 100, and it is always in the range of 0 to 100.
Project | SummaryExpenseCostVariance | Cost | X | The Baseline Planned Expense Cost - At Completion Expense Cost (At Completion Expense Cost = Actual Expense Cost + Remaining Expense Cost).
Project | SummaryFinishDateVariance | Duration | X | The duration between the finish date in the current project and the baseline finish date. Calculated as finish date - baseline finish date.
Project | SummaryInProgressActivityCount | int | X | The number of activities that are currently in progress.
Project | SummaryLaborCostPercentComplete | Percent | X | The percent complete of cost for all labor resources assigned to the project. It is computed as Actual Labor Cost / At Complete Labor Cost * 100, and it is always in the range of 0 to 100.
Project | SummaryLaborCostVariance | Cost | X | The Baseline Planned Labor Cost - At Completion Labor Cost.
Project | SummaryLaborUnitsPercentComplete | Percent | X | The percent complete of units for all labor resources for the Project. Computed as actual labor units / at complete labor units * 100. Always in the range 0 to 100.
Project | SummaryLaborUnitsVariance | Unit | X | The difference between baseline labor units and at completion labor units. Calculated as baseline labor units - at completion labor units.
Project | SummaryLevel | SummaryLevel |  | The summary level for the project while performing project summarization.
Project | SummaryMaterialCostPercentComplete | Percent | X | The percent complete of cost for all material resources assigned to the project. It is computed as Actual Material Cost / At Complete Material Cost * 100, and it is always in the range of 0 to 100.
Project | SummaryMaterialCostVariance | Cost | X | The variance that is calculated as Baseline Material Cost - At Completion Material Cost.
Project | SummaryNonLaborCostPercentComplete | Percent | X | The percent complete of cost for all non-labor resources assigned to the project. It is computed as Actual Nonlabor Cost / At Complete Nonlabor Cost * 100, and it is always in the range of 0 to 100.
Project | SummaryNonLaborCostVariance | Unit | X | The Baseline Planned Nonlabor Cost - At Completion Nonlabor Cost.
Project | SummaryNonLaborUnitsPercentComplete | Percent | X | The percent complete of units for all nonlabor resources for the Project. Computed as Actual Nonlabor Cost / At Completion Nonlabor Cost * 100. Always in the range 0 to 100.
Project | SummaryNonLaborUnitsVariance | Unit | X | The difference between baseline nonlabor units and at completion non labor units. Calculated as baseline nonlabor units - at completion nonlabor units.
Project | SummaryNotStartedActivityCount | int | X | The number of activities that are currently not started.
Project | SummaryPerformancePercentCompleteByCost | Percent | X | The percent complete of performance for all labor resources, nonlabor resources, and expenses. Computed as Earned Value / Budget At Completion * 100. Always in the range 0 to 100.
Project | SummaryPerformancePercentCompleteByLaborUnits | Percent | X | The percent complete of performance for all labor resources. Computed as earned value labor units / baseline labor units * 100. Always in the range 0 to 100.
Project | SummaryPlannedCost | Cost | X | The sum of all planned expense, non labor, labor, and material costs in the project.
Project | SummaryPlannedDuration | Duration | X | The total working days between planned start and finish dates in the project.
Project | SummaryPlannedExpenseCost | Cost | X | The sum of all planned expense costs in the project.
Project | SummaryPlannedFinishDate | EndDate | X | The latest planned finish date of all activities in the project.
Project | SummaryPlannedLaborCost | Cost | X | The sum of all planned labor costs in the project.
Project | SummaryPlannedLaborUnits | Unit | X | The sum of all planned labor units in the project.
Project | SummaryPlannedMaterialCost | Cost | X | The sum of all planned material costs in the project.
Project | SummaryPlannedNonLaborCost | Cost | X | The sum of all planned non labor costs in the project.
Project | SummaryPlannedNonLaborUnits | Unit | X | The sum of all planned non labor units in the project.
Project | SummaryPlannedStartDate | BeginDate | X | The earliest planned start date of all activities in the project.
Project | SummaryPlannedValueByCost | Cost | X | The Budget at Completion * Schedule % Complete. The Schedule % Complete specifies how much of the activity's baseline duration has been completed so far. Budget at Completion is computed from the primary baseline
Project | SummaryPlannedValueByLaborUnits | Unit | X | The portion of the baseline labor units that is scheduled to be completed as of the project data date. Computed as Baseline Labor Units * Schedule % Complete. The Schedule % Complete specifies how much of the activity's baseline duration has been completed so far. The Baseline Labor Units is taken from the current baseline.
Project | SummaryProgressFinishDate | EndDate | X | The date the activity is expected to be finished according to the progress made on the activity's work products. The expected finish date is entered manually by people familiar with progress of the activity's work products.
Project | SummaryRemainingDuration | Duration | X | The total working time from the Project remaining start date to the remaining finish date.
Project | SummaryRemainingExpenseCost | Cost | X | The remaining costs for all project expenses associated with the activities in the Project.
Project | SummaryRemainingFinishDate | EndDate | X | The date the resource is scheduled to finish the remaining work for the activity. This date is computed by the project scheduler but can be updated manually by the project manager. Before the activity is started, the remaining finish date is the same as the planned finish date.
Project | SummaryRemainingLaborCost | Cost | X | The remaining costs for all labor resources assigned to the activities. The remaining cost reflects the cost remaining for the Project.
Project | SummaryRemainingLaborUnits | Unit | X | The remaining units for all labor resources assigned to the activities. The remaining units reflects the work remaining to be done for the Project.
Project | SummaryRemainingMaterialCost | Cost | X | The remaining material costs for all project expenses associated with the activities in the Project.
Project | SummaryRemainingNonLaborCost | Cost | X | The remaining nonlabor costs for all project expenses associated with the activities in the Project.
Project | SummaryRemainingNonLaborUnits | Unit | X | The remaining units for all nonlabor resources assigned to the activities. The remaining units reflects the work remaining to be done for the Project.
Project | SummaryRemainingStartDate | BeginDate | X | The earliest remaining start of all activities assigned to the Project.
Project | SummaryRemainingTotalCost | Cost | X | The sum of all remaining total costs in the Project.
Project | SummarySchedulePercentComplete | Percent | X | The measure that indicates how much of the Project baseline duration has been completed so far. Computed based on where the current data date falls between the activity's baseline start and finish dates. If the data date is earlier than the baseline start, the schedule % complete is 0. If the data date is later than the baseline finish, the schedule % complete is 100. The schedule % complete indicates how much of the Project duration should be currently completed, relative to the selected baseline.
Project | SummarySchedulePercentCompleteByLaborUnits | Percent | X | The percent complete of units for all labor resources. Computed as Actual Labor Units / At Completion Labor Units * 100. Always in the range 0 to 100.
Project | SummarySchedulePerformanceIndexByCost | double | X | The Earned Value divided by the Planned Value. A value less than 1 indicates that less work was actually performed than was scheduled.
Project | SummarySchedulePerformanceIndexByLaborUnits | double | X | The Earned Value Labor Units divided by Planned Value Labor Units.
Project | SummaryScheduleVarianceByCost | Cost | X | The Earned Value divided by the Planned Value. A negative value indicates that less work was actually performed than was scheduled.
Project | SummaryScheduleVarianceByLaborUnits | Unit | X | The Earned Value Labor Units minus the Planned Value Labor Units.
Project | SummaryScheduleVarianceIndex | double | X | The value that is calculated as the Schedule Variance Labor Units divided by Planned Value Labor Units.
Project | SummaryScheduleVarianceIndexByCost | Percent | X | The Schedule Variance divided by the Planned Value.
Project | SummaryScheduleVarianceIndexByLaborUnits | double | X | The Schedule Variance Labor Units divided by the Planned Value Labor Units.
Project | SummaryStartDateVariance | Duration | X | The duration between the start date in the current project and the baseline start date. Calculated as start date - baseline start date.
Project | SummaryToCompletePerformanceIndexByCost | double | X | The (Budget at Completion - Earned Value) divided by (Estimate at Completion - Actual Cost).
Project | SummaryTotalCostVariance | Cost | X | The value that is calculated as baseline total cost - total cost.
Project | SummaryTotalFloat | Duration | X | The amount of time the Project can be delayed before delaying the project finish date. Total float can be computed as late start - early start or as late finish - early finish; this option can be set when running the project scheduler.
Project | SummaryUnitsPercentComplete | Percent | X | The percent complete of units for the resource assignments in the Project. Computed as Actual Units / At Complete Units * 100. Always in the range 0 to 100.
Project | SummaryVarianceAtCompletionByLaborUnits | Unit | X | The Baseline Planned Total Labor Units minus Estimate at Completion Labor Units.
Project | TotalBenefitPlan | Cost | X | The sum of the monthly benefit plan.
Project | TotalBenefitPlanTally | Cost | X | The sum of the monthly benefit plan tally.
Project | TotalFunding | Cost | X | The total amount of funding contributed to the project by your funding sources.
Project | TotalSpendingPlan | Cost | X | The sum of the monthly spending plan.
Project | TotalSpendingPlanTally | Cost | X | The sum of the monthly spending plan tally.
Project | UnallocatedBudget | Cost | X | The total current budget minus the distributed current budget.
Project | UndistributedCurrentVariance | Cost | X | The total spending plan minus the total spending plan tally.
Project | UseProjectBaselineForEarnedValue | boolean |  | The flag that indicates whether earned value should be calculated based on the project baseline or the user's primary baseline. This setting only affects Project Management, not the Integration API or Primavera's Web application.
Project | WBSCodeSeparator | String |  | The character used to separate the concatenated code fields for the project's WBS tree.
Project | WBSMilestonePercentComplete | Percent | X | The WBSMilestonePercentComplete field determines whether to calculate earned value by defining milestones at the WBS level and assigning a level of significance or weight to each of them. As progress occurs and you mark each milestone complete, the WBS element's performance percent complete is calculated based on the weight of the milestone.
Project | WBSObjectId | ObjectId | X | The internal WBS ID of the project. This ID cannot be used to load a WBS object directly.
Project | WebSiteRootDirectory | String |  | The root directory for storing project Web site files before they are published to the Web server.
Project | WebSiteURL | String |  | The project Web site URL, which is the Web address of the project's website.

## ProjectBudgetChangeLog

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectBudgetChangeLog | Amount | Cost |  | The amount of budget change.
ProjectBudgetChangeLog | ChangeNumber | String |  | The change number that is automatically incremented according to when changes are added. This can be changed to any number.
ProjectBudgetChangeLog | CreateDate | java.util.Date | X | The date this log of budget changes was created.
ProjectBudgetChangeLog | CreateUser | String | X | The name of the user that created this log of budget changes.
ProjectBudgetChangeLog | Date | java.util.Date |  | The date of this budget change entry.
ProjectBudgetChangeLog | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ProjectBudgetChangeLog | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ProjectBudgetChangeLog | LastUpdateDate | java.util.Date | X | The date this log of budget changes was last updated.
ProjectBudgetChangeLog | LastUpdateUser | String | X | The name of the user that last updated this log of budget changes.
ProjectBudgetChangeLog | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectBudgetChangeLog | ProjectId | String | X | The short code that uniquely identifies the project.
ProjectBudgetChangeLog | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
ProjectBudgetChangeLog | Reason | String |  | The description of the reason for the budget change request.
ProjectBudgetChangeLog | Responsible | String |  | The person responsible for the change.
ProjectBudgetChangeLog | Status | BudgetChangeStatus |  | The status of this budget change request. Possible values are 'Pending', 'Approved', and 'Not Approved'.
ProjectBudgetChangeLog | WBSCode | String | X | The short code assigned to each WBS element for identification. Each WBS element is uniquely identified by concatenating its own code together with its parents' codes.
ProjectBudgetChangeLog | WBSName | String | X | The name of the WBS element.
ProjectBudgetChangeLog | WBSObjectId | ObjectId |  | The unique ID of the WBS element to which the budget change log applies.

## ProjectCode

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectCode | CodeTypeName | String | X | The name of the parent code type for this code.
ProjectCode | CodeTypeObjectId | ObjectId |  | The unique ID of the parent project code type.
ProjectCode | CodeValue | String |  | The value of the project code.
ProjectCode | CreateDate | java.util.Date | X | The date this project code was created.
ProjectCode | CreateUser | String | X | The name of the user that created this project code.
ProjectCode | Description | String |  | The description of the project code.
ProjectCode | LastUpdateDate | java.util.Date | X | The date this project code was last updated.
ProjectCode | LastUpdateUser | String | X | The name of the user that last updated this project code.
ProjectCode | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectCode | ParentObjectId | ObjectId |  | The unique ID of the parent project code of this project code in the hierarchy.
ProjectCode | SequenceNumber | int |  | The sequence number for sorting.
ProjectCode | Weight | double |  | The weight for this code value.

## ProjectCodeAssignment

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectCodeAssignment | CreateDate | java.util.Date | X | The date this code assignment was created.
ProjectCodeAssignment | CreateUser | String | X | The name of the user that created this code assignment.
ProjectCodeAssignment | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ProjectCodeAssignment | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ProjectCodeAssignment | LastUpdateDate | java.util.Date | X | The date this code assignment was last updated.
ProjectCodeAssignment | LastUpdateUser | String | X | The name of the user that last updated this code assignment.
ProjectCodeAssignment | ProjectCodeDescription | String | X | The description of the associated project code.
ProjectCodeAssignment | ProjectCodeObjectId | ObjectId |  | The unique ID of the associated project code.
ProjectCodeAssignment | ProjectCodeTypeName | String | X | The name of the parent project code type.
ProjectCodeAssignment | ProjectCodeTypeObjectId | ObjectId | X | The unique ID of the parent project code type.
ProjectCodeAssignment | ProjectCodeValue | String | X | The value of the associated project code.
ProjectCodeAssignment | ProjectId | String | X | The short code that uniquely identifies the associated project.
ProjectCodeAssignment | ProjectName | String | X | The name of the project to which the project code is assigned.
ProjectCodeAssignment | ProjectObjectId | ObjectId |  | The unique ID of the project to which the project code is assigned.

## ProjectCodeType

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectCodeType | CreateDate | java.util.Date | X | The date this project code type was created.
ProjectCodeType | CreateUser | String | X | The name of the user that created this project code type.
ProjectCodeType | IsSecureCode | boolean |  | The flag indicating whether this is a secure Project Code Type.
ProjectCodeType | LastUpdateDate | java.util.Date | X | The date this project code type was last updated.
ProjectCodeType | LastUpdateUser | String | X | The name of the user that last updated this project code type.
ProjectCodeType | Length | int |  | The maximum number of characters allowed for values of this project code.
ProjectCodeType | MaxCodeValueWeight | double |  | The maximum weight of the code values for this project code type.
ProjectCodeType | Name | String |  | The name of the project code type.
ProjectCodeType | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectCodeType | SequenceNumber | int |  | The sequence number for sorting.
ProjectCodeType | Weight | double |  | The weight for this project code type.

## ProjectCodeUser

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectCodeUser | CodeObjectId | ObjectId |  | The unique ID of the project code.
ProjectCodeUser | CodeTypeObjectId | ObjectId |  | The unique ID of the parent project code type.
ProjectCodeUser | CodeValue | String |  | The value of the project code.
ProjectCodeUser | CreateDate | java.util.Date | X | The date this ProjectCodeUser was created.
ProjectCodeUser | CreateUser | String | X | The name of the user that created this ProjectCodeUser.
ProjectCodeUser | LastUpdateDate | java.util.Date | X | The date this ProjectCodeUser was last updated.
ProjectCodeUser | LastUpdateUser | String | X | The name of the user that last updated this ProjectCodeUser.
ProjectCodeUser | UserName | String |  | The user's login name.
ProjectCodeUser | UserObjectId | ObjectId |  | The unique ID of the user.

## ProjectDocument

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectDocument | ActivityId | String | X | The short ID that uniquely identifies the activity within the project.
ProjectDocument | ActivityName | String | X | The name of the activity. The activity name does not have to be unique.
ProjectDocument | ActivityObjectId | ObjectId |  | The unique ID of the activity to which the activity document applies.
ProjectDocument | CreateDate | java.util.Date | X | The date this document was created.
ProjectDocument | CreateUser | String | X | The name of the user that created this document.
ProjectDocument | DocumentObjectId | ObjectId |  | The unique ID of the document to which the activity document applies.
ProjectDocument | DocumentTitle | String | X | The title or name of a document assigned to a WBS or activity within a project.
ProjectDocument | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ProjectDocument | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ProjectDocument | IsWorkProduct | boolean |  | The flag that indicates whether the document is a work product.
ProjectDocument | LastUpdateDate | java.util.Date | X | The date this document was last updated.
ProjectDocument | LastUpdateUser | String | X | The name of the user that last updated this document.
ProjectDocument | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectDocument | ProjectId | String | X | The short code that uniquely identifies the project.
ProjectDocument | ProjectObjectId | ObjectId |  | The unique ID of the project to which the activity document applies.
ProjectDocument | WBSCode | String | X | The short code assigned to each WBS element for identification. Each WBS element is uniquely identified by concatenating its own code together with its parents' codes.
ProjectDocument | WBSName | String | X | The name of the WBS element.
ProjectDocument | WBSObjectId | ObjectId |  | The unique ID of the WBS to which the activity document applies.

## ProjectFunding

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectFunding | Amount | Cost |  | The amount of a funding source that is allocated to the project.
ProjectFunding | CreateDate | java.util.Date | X | The date this project funding data was created.
ProjectFunding | CreateUser | String | X | The name of the user that created this project funding data.
ProjectFunding | FundShare | Percent |  | The percentage of the total fund that is allocated to the project.
ProjectFunding | FundingSourceObjectId | ObjectId |  | The unique ID of the associated funding source for this project funding.
ProjectFunding | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ProjectFunding | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ProjectFunding | LastUpdateDate | java.util.Date | X | The date this project funding data was last updated.
ProjectFunding | LastUpdateUser | String | X | The name of the user that last updated this project funding data.
ProjectFunding | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectFunding | ProjectId | String | X | The short code that uniquely identifies the associated project.
ProjectFunding | ProjectObjectId | ObjectId |  | The unique ID of the associated project source for this project funding.

## ProjectIssue

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectIssue | ActivityId | String | X | The short ID that uniquely identifies the activity within the project.
ProjectIssue | ActivityName | String | X | The name of the activity. The activity name does not have to be unique.
ProjectIssue | ActivityObjectId | ObjectId |  | The unique ID of the activity to which the project issue applies.
ProjectIssue | ActualValue | double |  | The actual value of the threshold parameter for the project issue. Issues are automatically generated by the threshold monitor when actual values of threshold parameters exceed target values.
ProjectIssue | CreateDate | java.util.Date | X | The date this project issue was created.
ProjectIssue | CreateUser | String | X | The name of the user that created this project issue.
ProjectIssue | DateIdentified | java.util.Date |  | The date the project issue was identified.
ProjectIssue | IdentifiedBy | String |  | The identifier of the project issue. This may be the name of the user who created the project issue or Monitor, if the project issue was automatically generated by the threshold monitor.
ProjectIssue | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ProjectIssue | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ProjectIssue | LastUpdateDate | java.util.Date | X | The date this project issue was last updated.
ProjectIssue | LastUpdateUser | String | X | The name of the user that last updated this project issue.
ProjectIssue | LowerThreshold | double |  | The lower value of the threshold parameter that triggered the project issue. Issues are triggered when the actual/observed parameters values are less than or equal to the lower threshold.
ProjectIssue | Name | String |  | The name of the project issue. Issues which are automatically generated by the threshold monitor are named after the threshold parameter that triggered the project issue.
ProjectIssue | Notes | String |  | The notes associated with the project issue.
ProjectIssue | OBSName | String | X | The name of the person/role in the organization, sometimes referred to as the "responsible manager".
ProjectIssue | OBSObjectId | ObjectId |  | The unique ID of the project manager from the project's OBS tree who is responsible for the project issue.
ProjectIssue | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectIssue | Priority | IssuePriority |  | The priority of the project issue. Valid values are 'Top', 'High', 'Normal', 'Low', and 'Lowest'.
ProjectIssue | ProjectId | String | X | The short code that uniquely identifies the project.
ProjectIssue | ProjectName | String | X | The name of the associated project.
ProjectIssue | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
ProjectIssue | ProjectThresholdObjectId | ObjectId | X | The unique ID of the associated project threshold for the project issue.
ProjectIssue | RawTextNote | String | X | The notes associated with the project issue.
ProjectIssue | ResolutionDate | java.util.Date |  | The date the project issue was resolved.
ProjectIssue | ResourceId | String | X | The short code that uniquely identifies the resource.
ProjectIssue | ResourceName | String | X | The name of the resource.
ProjectIssue | ResourceObjectId | ObjectId |  | The unique ID of the associated resource for this project issue. If a parent resource is selected, the issue applies to all child resources as well.
ProjectIssue | Status | IssueStatus |  | The current status of the project issue. Valid values are 'Open', 'On Hold', and 'Closed'.
ProjectIssue | ThresholdParameterObjectId | ObjectId | X | The unique ID of the associated threshold parameter for the project issue.
ProjectIssue | UpperThreshold | double |  | The upper value of the threshold parameter which triggered the project issue. Issues are triggered when the actual/observed parameters values are greater than or equal to the upper threshold.
ProjectIssue | WBSCode | String | X | The short code assigned to each WBS element for identification. Each WBS element is uniquely identified by concatenating its own code together with its parents' codes.
ProjectIssue | WBSName | String | X | The name of the WBS element.
ProjectIssue | WBSObjectId | ObjectId |  | The unique ID of the WBS to which the project issue applies. If a parent WBS is selected, the project issue applies to all child elements as well. If the top WBS is selected, the project issue applies to the entire project.

## ProjectNote

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectNote | AvailableForActivity | boolean | X | The flag indicating whether this note is available for Activity objects.
ProjectNote | AvailableForEPS | boolean | X | The flag indicating whether this note is available for EPS objects.
ProjectNote | AvailableForProject | boolean | X | The flag indicating whether this note is available for Project objects.
ProjectNote | AvailableForWBS | boolean | X | The flag indicating whether this note is available for WBS objects.
ProjectNote | CreateDate | java.util.Date | X | The date this note was created.
ProjectNote | CreateUser | String | X | The name of the user that created this note.
ProjectNote | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ProjectNote | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ProjectNote | LastUpdateDate | java.util.Date | X | The date this note was last updated.
ProjectNote | LastUpdateUser | String | X | The name of the user that last updated this note.
ProjectNote | Note | String |  | The information that is associated with the notebook topic.
ProjectNote | NotebookTopicName | String | X | The name of the associated notebook topic.
ProjectNote | NotebookTopicObjectId | ObjectId |  | The unique ID of the associated notebook topic.
ProjectNote | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectNote | ProjectId | String | X | The short code that uniquely identifies the project associated with this note.
ProjectNote | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
ProjectNote | RawTextNote | String | X | The information that is associated with the notebook topic, without any HTML.
ProjectNote | WBSCode | String | X | The short code assigned to each WBS element for identification.
ProjectNote | WBSName | String | X | The name of the WBS element associated with this note.
ProjectNote | WBSObjectId | ObjectId |  | The unique ID of the associated WBS.

## ProjectPortfolio

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectPortfolio | CreateDate | java.util.Date | X | The date this project portfolio was created.
ProjectPortfolio | CreateUser | String | X | The name of the user that created this project portfolio.
ProjectPortfolio | Description | String |  | The description of the project portfolio.
ProjectPortfolio | IncludeClosedProjects | boolean |  | The flag that indicates whether closed projects are included in the portfolio.
ProjectPortfolio | IncludeWhatIfProjects | boolean |  | The flag that indicates whether what-if projects are included in the portfolio.
ProjectPortfolio | LastUpdateDate | java.util.Date | X | The date this project portfolio was last updated.
ProjectPortfolio | LastUpdateUser | String | X | The name of the user that last updated this project portfolio.
ProjectPortfolio | Name | String |  | The name of the project portfolio.
ProjectPortfolio | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectPortfolio | Type | PortfolioType | X | The type of the project portfolio: "Manual", "Auto-Maintained", or "Filtered".
ProjectPortfolio | UserName | String | X | The user's login name.
ProjectPortfolio | UserObjectId | ObjectId |  | The unique ID of a specific user who has access to the selected project portfolio.

## ProjectProfile

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectProfile | CreateDate | java.util.Date | X | The date this project profile was created.
ProjectProfile | CreateUser | String | X | The name of the user that created this project profile.
ProjectProfile | IsDefault | boolean |  | The flag that indicates this security profile is the default profile assigned to UserOBS objects. When a ProjectProfile object is deleted from the database, all UserOBS objects assigned to that profile are reassigned to the default profile. You cannot not delete the default profile.
ProjectProfile | IsSuperUser | boolean | X | The flag that indicates this is the project superuser profile, which gives a user read/write privileges for all project and OBS specific information and features
ProjectProfile | LastUpdateDate | java.util.Date | X | The date this project profile was last updated.
ProjectProfile | LastUpdateUser | String | X | The name of the user that last updated this project profile.
ProjectProfile | Name | String |  | The unique name of this project profile
ProjectProfile | ObjectId | ObjectId |  | The unique ID generated by the system.

## ProjectResource

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectResource | CommittedFlag | boolean |  | The Boolean value that determines whether a resource is committed, and so, the resource assignment is stable and unlikely to change. When calculating availability, Primavera considers only assignments that are marked as committed.
ProjectResource | CreateDate | java.util.Date | X | The date this project resource was created.
ProjectResource | CreateUser | String | X | The name of the user that created this project resource.
ProjectResource | FinishDate | java.util.Date | X | The finish date of the assignment. By default, it is set to the Planned Start date of the project + 1 day, finishing at 5:00pm. For example, if the planned start date is January 1, 8:00am, the finish date is set to January 2, 5:00pm. If LifeOfProjectFlag is set to true during creation, this date is set to the Project Scheduled Finish date. If associated ProjectResourceQuantities exist, this field is set to the end of the week of the latest ProjectResourceQuantity.
ProjectResource | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ProjectResource | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ProjectResource | LastUpdateDate | java.util.Date | X | The date this project resource was last updated.
ProjectResource | LastUpdateUser | String | X | The name of the user that last updated this project resource.
ProjectResource | LifeOfProjectFlag | boolean |  | The Boolean value that determines whether a resource that is assigned to a project at Project or WBS level, has that assignment for the duration of the project.
ProjectResource | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectResource | ProjectId | String | X | The short code that uniquely identifies the associated project.
ProjectResource | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
ProjectResource | ProjectResourceCategoryName | String | X | The name of the associated project resource category.
ProjectResource | ProjectResourceCategoryObjectId | ObjectId |  | The unique ID of the associated project resource category.
ProjectResource | ResourceName | String | X | The name of the associated resource.
ProjectResource | ResourceObjectId | ObjectId |  | The unique ID of the associated resource.
ProjectResource | ResourceRequest | ResourceRequest |  | The resource request used as a search template to search for a qualified resource.
ProjectResource | RoleName | String | X | The name of the associated role.
ProjectResource | RoleObjectId | ObjectId |  | The unique ID of the associated role.
ProjectResource | StartDate | java.util.Date | X | The start date of the assignment. By default, it is set to the Planned Start date of the project. If LifeOfProjectFlag is set to true, this date is set to the Project Planned Start date. If associated ProjectResourceQuantities exist, this field is set to the beginning of the week of the earliest ProjectResourceQuantity.
ProjectResource | Status | ProjectStatus | X | The project or WBS status: 'Planned', 'Active', 'Inactive', 'What-If', or 'Requested'.
ProjectResource | WBSCode | String | X | The short code assigned to the associated WBS element for identification.
ProjectResource | WBSObjectId | ObjectId |  | The unique ID of the associated WBS.

## ProjectResourceCategory

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectResourceCategory | CreateDate | java.util.Date | X | The date this project resource category was created.
ProjectResourceCategory | CreateUser | String | X | The name of the user that created this project resource category.
ProjectResourceCategory | LastUpdateDate | java.util.Date | X | The date this document status was last updated.
ProjectResourceCategory | LastUpdateUser | String | X | The name of the user that last updated this project resource category.
ProjectResourceCategory | Name | String |  | The name of the project resource category.
ProjectResourceCategory | ObjectId | ObjectId |  | The unique ID generated by the system.

## ProjectResourceQuantity

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectResourceQuantity | CommittedFlag | boolean | X | The Boolean value that determines whether a resource is committed, and so, the resource assignment is stable and unlikely to change. When calculating availability, Primavera considers only assignments that are marked as committed.
ProjectResourceQuantity | CreateDate | java.util.Date | X | The date this project resource quantity was created.
ProjectResourceQuantity | CreateUser | String | X | The name of the user that created this project resource quantity.
ProjectResourceQuantity | FinancialPeriod1ObjectId | ObjectId | X | The unique ID of the associated first financial period for this project resource quantity.
ProjectResourceQuantity | FinancialPeriod1Quantity | Unit |  | The value that represents the resource allocation hours for the first financial period for this project resource quantity. If the week contains days from two different months, two ProjectResourceQuantity business objects will exist. The first business object's Quantity field represents the hours of the first week fragment (WeekStartDate and MonthStartDate have the same month value). The second business object's Quantity field represents the second week fragment (WeekStartDate and MonthStartDate have different month values).
ProjectResourceQuantity | FinancialPeriod2ObjectId | ObjectId | X | The unique ID of the associated second financial period for this project resource quantity.
ProjectResourceQuantity | FinancialPeriod2Quantity | Unit |  | The value that represents the resource allocation hours for the second financial period for this project resource quantity. If the week contains days from two different months, two ProjectResourceQuantity business objects will exist. The first business object's Quantity field represents the hours of the first week fragment (WeekStartDate and MonthStartDate have the same month value). The second business object's Quantity field represents the second week fragment (WeekStartDate and MonthStartDate have different month values).
ProjectResourceQuantity | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ProjectResourceQuantity | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ProjectResourceQuantity | LastUpdateDate | java.util.Date | X | The date this project resource quantity was last updated.
ProjectResourceQuantity | LastUpdateUser | String | X | The name of the user that last updated this project resource quantity.
ProjectResourceQuantity | MonthStartDate | java.util.Date |  | The date value that represents the first day of the month. If the week contains days from two different months, two objects will exist. The first ProjectResourceQuantity object's MonthStartDate is the first day of the month for the first week fragment. The second ProjectResourceQuantity object's MonthStartDate is the first day of the month for the second week fragment.
ProjectResourceQuantity | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ProjectResourceQuantity | ProjectResourceObjectId | ObjectId |  | The unique ID of the associated project resource.
ProjectResourceQuantity | Quantity | Unit |  | The value that represents the resource allocation hours per week for this project resource quantity. If the week contains days from two different months, two ProjectResourceQuantity business objects will exist. The first business object's Quantity field represents the hours of the first week fragment (WeekStartDate and MonthStartDate have the same month value). The second business object's Quantity field represents the second week fragment (WeekStartDate and MonthStartDate have different month values).
ProjectResourceQuantity | ResourceObjectId | ObjectId | X | The unique ID of the associated resource.
ProjectResourceQuantity | RoleObjectId | ObjectId | X | The unique ID of the associated role.
ProjectResourceQuantity | WBSObjectId | ObjectId | X | The unique ID of the associated WBS.
ProjectResourceQuantity | WeekStartDate | java.util.Date |  | The date value that represents the first day of the week.

## ProjectSpendingPlan

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectSpendingPlan | BenefitPlan | Cost |  | The editable monthly profit portion for each month for the project.
ProjectSpendingPlan | CreateDate | java.util.Date | X | The date this spending plan was created.
ProjectSpendingPlan | CreateUser | String | X | The name of the user that created this spending plan.
ProjectSpendingPlan | Date | java.util.Date |  | The start of a spending/benefit plan time period for the project.
ProjectSpendingPlan | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ProjectSpendingPlan | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ProjectSpendingPlan | LastUpdateDate | java.util.Date | X | The date this spending plan was last updated.
ProjectSpendingPlan | LastUpdateUser | String | X | The name of the user that last updated this spending plan.
ProjectSpendingPlan | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectSpendingPlan | ProjectId | String | X | The Project short code that uniquely identifies the project.
ProjectSpendingPlan | ProjectObjectId | ObjectId |  | The unique ID of the associated project for this project spending plan.
ProjectSpendingPlan | SpendingPlan | Cost |  | The editable total monthly expenditure for the project.
ProjectSpendingPlan | WBSCode | String | X | The short code assigned to each WBS element for identification. Each WBS element is uniquely identified by concatenating its own code together with its parents' codes.
ProjectSpendingPlan | WBSName | String | X | The name of the WBS element.
ProjectSpendingPlan | WBSObjectId | ObjectId |  | The unique ID of the associated WBS for this project spending plan.

## ProjectThreshold

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ProjectThreshold | CreateDate | java.util.Date | X | The date this project threshold was created.
ProjectThreshold | CreateUser | String | X | The name of the user that created this project threshold.
ProjectThreshold | DetailToMonitor | ThresholdMonitorDetail |  | The level of detail to monitor, either Activity or WBS. The project threshold is calculated at the activity level or at the WBS level, whichever is selected.
ProjectThreshold | FromDate | java.util.Date |  | The starting custom date of the time window that is monitored against a project threshold. Any activities or WBS elements with start/finish dates which intersect this time window are monitored.
ProjectThreshold | FromDateExpression | String |  | The expression for the starting date of the time window that is monitored against a project threshold. Valid values are PS (the project StartDate), PF (the project FinishDate), DD (the project Data Date), CD (Current Date), CW (Current Week), or CM (Current Month). All values can be combined with arithmetic operators + or - and a numerical calendar value. For example, PS+5D, DD-1M. The calendar abbreviation specified in the expression (H, D, W, M, Y) must match the value of the corresponding GlobalPreferences field: HourChar, DayChar, WeekChar, MonthChar, or YearChar. You could specify a custom date by setting a date value for the FromDate field. If you set values for both the FromDate and FromDateExpression fields, the FromDateExpression will be ignored.
ProjectThreshold | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ProjectThreshold | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ProjectThreshold | IssuePriority | IssuePriority |  | The priority of any issues generated from the project threshold.
ProjectThreshold | LastUpdateDate | java.util.Date | X | The date this project threshold was last updated.
ProjectThreshold | LastUpdateUser | String | X | The name of the user that last updated this project threshold.
ProjectThreshold | LowerThreshold | double |  | The lower value of a project threshold that will trigger an issue. An issue is identified by the project threshold monitor when the actual/observed value of the project threshold parameter is found to be less than or equal to the lower project threshold value. If the lower project threshold value is null, it is ignored. Example: The Total Float lower project threshold is set to one day. Whenever the observed total float is less than or equal to one day, a project issue is raised.
ProjectThreshold | OBSObjectId | ObjectId |  | The unique ID of the associated OBS for this project threshold.
ProjectThreshold | ObjectId | ObjectId |  | The unique ID generated by the system.
ProjectThreshold | ProjectId | String | X | The Project short code that uniquely identifies the project.
ProjectThreshold | ProjectObjectId | ObjectId |  | The unique ID of the associated project for this project threshold.
ProjectThreshold | Status | ThresholdStatus |  | The current status of the project threshold.
ProjectThreshold | ThresholdParameterObjectId | ObjectId |  | The unique ID of the associated threshold parameter for this project threshold.
ProjectThreshold | ToDate | java.util.Date |  | The ending custom date of the time window that is monitored against a project threshold. Any activities or WBS elements with start/finish dates which intersect this time window are monitored.
ProjectThreshold | ToDateExpression | String |  | The expression for the ending date of the time window that is monitored against a project threshold. Valid values are PS (the project StartDate), PF (the project FinishDate), DD (the project Data Date), CD (Current Date), CW (Current Week), or CM (Current Month). All values can be combined with arithmetic operators + or - and a numerical calendar value. For example, PS+5d, DD-1M. The calendar abbreviation specified in the expression (H, D, W, M, Y) must match the value of the corresponding GlobalPreferences field: HourChar, DayChar, WeekChar, MonthChar, or YearChar. You could specify a custom date by setting a date value for the FromDate field. If you set values for both the ToDate and ToDateExpression fields, the ToDateExpression will be ignored.
ProjectThreshold | UpperThreshold | double |  | The upper value of a project threshold parameter which will trigger an issue. An issue is identified by the project threshold monitor when the actual/observed value of the project threshold parameter is found to be greater than or equal to the upper project threshold value. If the upper project threshold value is null, it is ignored. Example: The Cost % of Planned upper project threshold is set to 120%. Whenever the actual cost is greater than or equal to 120% of planned, an issue is raised.
ProjectThreshold | WBSCode | String | X | The short code assigned to each WBS element for identification. Each WBS element is uniquely identified by concatenating its own code together with its parents' codes.
ProjectThreshold | WBSName | String | X | The name of the WBS element.
ProjectThreshold | WBSObjectId | ObjectId |  | The unique ID of the associated WBS for this project threshold.

## Relationship

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Relationship | Aref | java.util.Date | X | The name of the successor activity.
Relationship | Arls | java.util.Date | X | The name of the successor activity.
Relationship | CreateDate | java.util.Date | X | The date this dependency was created.
Relationship | CreateUser | String | X | The name of the user that created this dependency.
Relationship | IsPredecessorBaseline | boolean | X | The YesNo value indicating if the predecessor activity is related to a Project or Baseline
Relationship | IsPredecessorTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
Relationship | IsSuccessorBaseline | boolean | X | The YesNo value indicating if the successor activity is related to a Project or Baseline
Relationship | IsSuccessorTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
Relationship | Lag | Duration |  | The time lag of the relationship. This is the time lag between the predecessor activity's start or finish date and the successor activity's start or finish date, depending on the relationship type. The time lag is based on the successor activity's calendar. This value is specified by the project manager and is used by the project scheduler when scheduling activities.
Relationship | LastUpdateDate | java.util.Date | X | The date this dependency was last updated.
Relationship | LastUpdateUser | String | X | The name of the user that last updated this dependency.
Relationship | ObjectId | ObjectId |  | The unique ID generated by the system.
Relationship | PredecessorActivityId | String | X | The activity ID of the predecessor activity.
Relationship | PredecessorActivityName | String | X | The name of the predecessor activity.
Relationship | PredecessorActivityObjectId | ObjectId |  | The unique ID of the predecessor activity.
Relationship | PredecessorActivityType | ActivityType | X | The type of the predecessor activity, either 'Task Dependent', 'Resource Dependent', 'Level of Effort', or 'Milestone'.
Relationship | PredecessorProjectId | String | X | The project ID of the project that owns the predecessor activity.
Relationship | PredecessorProjectObjectId | ObjectId | X | The unique ID of the project that owns the predecessor activity.
Relationship | SuccessorActivityId | String | X | The activity ID of the successor activity.
Relationship | SuccessorActivityName | String | X | The name of the successor activity.
Relationship | SuccessorActivityObjectId | ObjectId |  | The unique ID of the successor activity.
Relationship | SuccessorActivityType | ActivityType | X | The type of the successor activity, either 'Task Dependent', 'Resource Dependent', 'Level of Effort', or 'Milestone'.
Relationship | SuccessorProjectId | String | X | The project ID of the project that owns the successor activity.
Relationship | SuccessorProjectObjectId | ObjectId | X | The unique ID of the project that owns the successor activity.
Relationship | Type | RelationshipType |  | The type of relationship: 'Finish to Start', 'Finish to Finish', 'Start to Start', or 'Start to Finish'.

## Resource

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Resource | AutoComputeActuals | boolean |  | The flag that identifies whether the activity actual and remaining units, start dates and finish dates for the resource are computed automatically using the planned dates, planned units and the activity's schedule percent complete. If this option is selected, the actual/remaining units and actual dates are automatically updated when project actuals are applied. This assumes that all work by the resource proceeds according to plan.
Resource | CalculateCostFromUnits | boolean |  | The option to indicate that any new assignments for this resource will have its costs recalculated whenever any quantity changes occur.
Resource | CalendarName | String | X | The name of the calendar.
Resource | CalendarObjectId | ObjectId |  | The unique ID of the calendar assigned to the resource. Resource calendars can be assigned from the global calendar pool or the resource calendar pool.
Resource | CreateDate | java.util.Date | X | The date this resource was created.
Resource | CreateUser | String | X | The name of the user that created this resource.
Resource | CurrencyId | String | X | The unique currency abbreviation for the currency associated with this resource.
Resource | CurrencyName | String | X | The name of the currency associated with this resource.
Resource | CurrencyObjectId | ObjectId |  | The unique ID of the currency associated with this resource.
Resource | DefaultUnitsPerTime | UnitsPerTime |  | The default units/time setting, which determines the value of the remaining units/time and planned units/time when a resource assignment is added.
Resource | EffectiveDate | BeginDate | X | The earliest day when the resource becomes overallocated, calculated during the summarization.
Resource | EmailAddress | String |  | The e-mail address for the resource.
Resource | EmployeeId | String |  | The resource identifier within the organization, typically the employee number or social security number.
Resource | GUID | String |  | The globally unique ID generated by the system.
Resource | Id | String |  | The short code that uniquely identifies the resource.
Resource | IntegratedType | IntegratedObjectType |  | The flag indicating whether the resource is integrated with an Enterprise Resource Planning (ERP) system. 'Fusion' indicates the resource is integrated with Oracle Fusion. 'ERP' indicates the resource is integrated with another ERP system.
Resource | IsActive | boolean |  | The flag that indicates whether the resource is currently active. Non-active resources may have left the organization but are not deleted from the system since they may have actual hours.
Resource | IsOverTimeAllowed | boolean |  | The flag that indicates whether the resource is allowed to log overtime hours.
Resource | LastUpdateDate | java.util.Date | X | The date this resource was last updated.
Resource | LastUpdateUser | String | X | The name of the user that last updated this resource.
Resource | MaxUnitsPerTime | UnitsPerTime | X | The maximum work units per time this resource can perform on all their assigned activities. For example, a person working full time could perform 8 hours of work per day. A department of five people may perform at 5 days per day.
Resource | Name | String |  | The name of the resource.
Resource | ObjectId | ObjectId |  | The unique ID generated by the system.
Resource | OfficePhone | String |  | The office phone number for the resource.
Resource | OtherPhone | String |  | The other phone numbers for the resource - pager, home phone, cell phone, etc.
Resource | OvertimeFactor | double |  | The overtime factor used to compute the overtime price for the resource.
Resource | ParentObjectId | ObjectId |  | The unique ID of the parent resource of this resource in the hierarchy.
Resource | PricePerUnit | Cost | X | The planned price per unit for the project expense. This number is multiplied by the planned number of units to compute the planned cost.
Resource | PrimaryRoleId | String | X | The short code that uniquely identifies the primary role for this resource.
Resource | PrimaryRoleName | String | X | The name of the primary role for this resource
Resource | PrimaryRoleObjectId | ObjectId |  | The unique ID of the role that is assigned as the resource's primary role.
Resource | ProjectResourceSpread | ProjectResourceSpread[] | X | The field containing project spread data for this resource. If a resource is attempted to be loaded with project spread data, getProjectResourceSpread will return null if no project spread data was available for that resource.
Resource | ResourceNotes | String |  | The notes about the resource.
Resource | ResourceType | ResourceType |  | The resource type: "Labor", "Nonlabor", or "Material".
Resource | SequenceNumber | int |  | The sequence number for sorting.
Resource | ShiftObjectId | ObjectId |  | The unique ID of the shift associated with the resource.
Resource | TimesheetApprovalManager | String | X | The resource manager assigned to approve timesheets for the resource.
Resource | TimesheetApprovalManagerObjectId | ObjectId |  | The unique ID of the resource manager assigned to approve timesheets for the resource.
Resource | Title | String |  | The title of the resource.
Resource | UnitOfMeasureObjectId | ObjectId |  | The unit of measure this material resource uses.
Resource | UseTimesheets | boolean |  | The flag that indicates whether the resource uses timesheets.
Resource | UserName | String | X | The user's login name.
Resource | UserObjectId | ObjectId |  | The unique ID of the associated user.

## ResourceAccess

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceAccess | CreateDate | java.util.Date | X | The date this resource security was created.
ResourceAccess | CreateUser | String | X | The name of the user that created this resource security.
ResourceAccess | LastUpdateDate | java.util.Date | X | The date this resource security was last updated.
ResourceAccess | LastUpdateUser | String | X | The name of the user that last updated this resource security.
ResourceAccess | ResourceId | String | X | The short code that uniquely identifies the resource.
ResourceAccess | ResourceName | String | X | The name of the resource.
ResourceAccess | ResourceObjectId | ObjectId |  | The unique ID of the associated resource.
ResourceAccess | UserName | String | X | The user's login name.
ResourceAccess | UserObjectId | ObjectId |  | The unique ID of the associated user.

## ResourceAssignment

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceAssignment | ActivityId | String | X | The short ID that uniquely identifies the activity within the project.
ResourceAssignment | ActivityName | String | X | The name of the activity. The activity name does not have to be unique.
ResourceAssignment | ActivityObjectId | ObjectId |  | The unique ID of the activity to which the resource is assigned.
ResourceAssignment | ActualCost | Cost |  | The actual non-overtime plus overtime cost for the resource assignment on the activity. Computed as actual cost = actual regular cost + actual overtime cost.
ResourceAssignment | ActualCurve |  |  | Internal profile data for actual values.
ResourceAssignment | ActualDuration | Duration | X | The actual duration for the resource assignment on the activity.
ResourceAssignment | ActualFinishDate | EndDate |  | The date the resource actually finished working on the activity.
ResourceAssignment | ActualOvertimeCost | Cost |  | The actual overtime cost for the resource assignment on the activity. Computed as actual overtime cost = actual overtime units * cost per time * overtime factor.
ResourceAssignment | ActualOvertimeUnits | Unit |  | The actual overtime units worked by the resource on this activity. This value is computed from timesheets when project actuals are applied or may be entered directly by the project manager.
ResourceAssignment | ActualRegularCost | Cost |  | The actual non-overtime cost for the resource assignment on the activity. Computed as actual regular cost = actual regular units * cost per time.
ResourceAssignment | ActualRegularUnits | Unit |  | The actual non-overtime units worked by the resource on this activity. This value is computed from timesheets when project actuals are applied or may be entered directly by the project manager.
ResourceAssignment | ActualStartDate | BeginDate |  | The date the resource actually started working on the activity.
ResourceAssignment | ActualThisPeriodCost | Cost |  | The actual this period cost (will be labor or nonlabor).
ResourceAssignment | ActualThisPeriodUnits | Unit |  | The actual this period units (hours) (will be labor or nonlabor).
ResourceAssignment | ActualUnits | Unit |  | The actual non-overtime plus overtime units worked by the resource on this activity. This value is computed from timesheets when project actuals are applied or may be entered directly by the project manager. Computed as actual units = actual regular units + actual overtime units.
ResourceAssignment | AtCompletionCost | Cost |  | The sum of the actual plus remaining costs for the resource assignment on the activity.
ResourceAssignment | AtCompletionDuration | Duration | X | The total working time from the activity's current start date to the current finish date. The current start date is the planned start date until the activity is started, then it is the actual start date. The current finish date is the activity planned finish date while the activity is not started, the remaining finish date while the activity is in progress, and the actual finish date once the activity is completed. The total working time is computed using the activity's calendar.
ResourceAssignment | AtCompletionUnits | Unit |  | The sum of the actual plus remaining units for the resource assignment on the activity.
ResourceAssignment | AutoComputeActuals | boolean | X | The option that determines whether the activity's actual and remaining units, start date, finish date, and percent complete are computed automatically using the planned dates, planned units and the schedule percent complete. If this option is selected, the actual/remaining units and actual dates are automatically updated when project actuals are applied. Use this option to assume that all work for the activity proceeds according to plan.
ResourceAssignment | CalendarName | String | X | The name of the calendar.
ResourceAssignment | CalendarObjectId | ObjectId | X | The unique ID generated by the system for the calendar associated with the resource assignment.
ResourceAssignment | CostAccountId | String | X | The id of associated cost account.
ResourceAssignment | CostAccountName | String | X | The name of the associated cost account.
ResourceAssignment | CostAccountObjectId | ObjectId |  | The unique ID of the cost account associated with this resource assignment.
ResourceAssignment | CreateDate | java.util.Date | X | The date this assignment was created.
ResourceAssignment | CreateUser | String | X | The name of the user that created this assignment.
ResourceAssignment | DrivingActivityDatesFlag | boolean |  | The flag indicating whether new resource/role assignments drive activity dates, by default.
ResourceAssignment | FinishDate | EndDate |  | The finish date of the resource assignment on the activity. Set to the remaining finish date until the activity is completed, then set to the actual finish date.
ResourceAssignment | GUID | String |  | The globally unique ID generated by the system.
ResourceAssignment | HasFutureBucketData | boolean | X | The flag that indicates whether the assignment has future bucket data.
ResourceAssignment | IsActive | boolean | X | The flag that indicates whether this resource assignment is active.
ResourceAssignment | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ResourceAssignment | IsCostUnitsLinked | boolean |  | The flag that determines whether or not cost should be calculated based on units.
ResourceAssignment | IsOvertimeAllowed | boolean | X | The flag that indicates whether the resource is allowed to log overtime hours.
ResourceAssignment | IsPrimaryResource | boolean |  | The flag that indicates whether this resource is the activity's primary resource.
ResourceAssignment | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ResourceAssignment | LastUpdateDate | java.util.Date | X | The date this assignment was last updated.
ResourceAssignment | LastUpdateUser | String | X | The name of the user that last updated this assignment.
ResourceAssignment | ObjectId | ObjectId |  | The unique ID generated by the system.
ResourceAssignment | OvertimeFactor | double |  | The overtime factor used to compute the overtime price for the resource assignment on this activity. Overtime price = standard price * overtime factor. When the resource is assigned to the activity, the resource's overtime factor is copied to the assignment. The assignment overtime factor is refreshed from the resource value when resource prices are synchronized for the project.
ResourceAssignment | PendingActualOvertimeUnits | Unit | X | The actual overtime units worked by the resource on this activity. This value is computed from values entered by a user in the Progress Reporter application and is applied to the resource assignment when the Apply Actuals service is invoked.
ResourceAssignment | PendingActualRegularUnits | Unit | X | The actual nonovertime units worked by the resource on this activity. This value is computed from values entered by a user in the Progress Reporter application and is applied to the resource assignment when the Apply Actuals service is invoked.
ResourceAssignment | PendingPercentComplete | Percent |  | The estimate of the percentage of the resource's units of work completed on this activity. The pending percent complete is entered by each resource using Timesheets. This value is used to compute the resource's remaining units for the activity when project actuals are applied. The project manager specifies whether resources update their percent complete or remaining units for each project.
ResourceAssignment | PendingRemainingUnits | Unit |  | The estimate of the resource's remaining units on this activity. The pending remaining units is entered by each resource using Timesheets. This value is copied to the resource's remaining units for the activity when project actuals are applied. The project manager specifies whether resources update their percent complete or remaining units for each project.
ResourceAssignment | PlannedCost | Cost |  | The planned cost for the resource assignment on the activity. Computed as planned cost = planned units * price per time. This field is named BudgetedCost in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
ResourceAssignment | PlannedCurve |  |  | Internal profile data for planned values.
ResourceAssignment | PlannedDuration | Duration |  | The planned working time for the resource assignment on the activity, from the resource's planned start date to the planned finish date. This field is named BudgetedDuration in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
ResourceAssignment | PlannedFinishDate | EndDate |  | The date the resource is scheduled to finish working on the activity. This date is computed by the project scheduler but can be updated manually by the project manager. This date is not changed by the project scheduler after the activity has been started. This is the finish date that Timesheets users follow and schedule variance is measured against.
ResourceAssignment | PlannedLag | Duration |  | The planned time lag between the activity's planned start date and the resource's planned start date on the activity. If the resource is planned to start work when the activity is planned to start, the planned lag is zero. This field is named BudgetedLag in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
ResourceAssignment | PlannedStartDate | BeginDate |  | The date the resource is scheduled to begin working on the activity. This date is computed by the project scheduler but can be updated manually by the project manager. This date is not changed by the project scheduler after the activity has been started. This is the start date that Timesheets users follow and schedule variance is measured against.
ResourceAssignment | PlannedUnits | Unit |  | The planned units of work for the resource assignment on the activity. This field is named BudgetedUnits in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
ResourceAssignment | PlannedUnitsPerTime | UnitsPerTime |  | The planned units per time at which the resource is to perform work on this activity. For example, a person assigned full time would perform 8 hours of work per day. A department of five people may perform at 5 days per day. This field is named BudgetedUnitsPerTime in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
ResourceAssignment | PricePerUnit | Cost |  | The price per time for the resource on this activity. This price is used to compute the resource's cost for the activity. When the resource is assigned to the activity, the resource's price is copied to the assignment based on the effective date of the price and the activity start date. The assignment price is refreshed whenever resource prices are synchronized for the project.
ResourceAssignment | PriorActualOvertimeUnits | Unit | X | The difference between the pending quantity value and the actual quantity value for overtime before applying the new actual value.
ResourceAssignment | PriorActualRegularUnits | Unit | X | The difference between the pending quantity value and the actual quantity value before applying the new actual value.
ResourceAssignment | Proficiency | Proficiency |  | The skill level that is associated with the role. The values are 'Master', 'Expert', 'Skilled', 'Proficient', and 'Inexperienced'. If the current user does not have the ViewResourceRoleProficiency global security privilege, this field may not be accessed.
ResourceAssignment | ProjectId | String | X | The short code that uniquely identifies the project.
ResourceAssignment | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ResourceAssignment | RateSource | RateSource |  | The value that indicates which price/unit will be used to calculate costs for the assignment, such as 'Resource', 'Role', and 'Override'. When a resource and only a resource is assigned to an activity, the rate source will automatically equal 'Resource'. When a role and only a role is assigned to an activity, the rate source will automatically equal 'Role'. When both a resource and role are assigned to the activity, the rate source can be either 'Resource' or 'Role' determined by the RateSourcePreference. In any case, the 'Override' value allows you to specify any other price/unit.
ResourceAssignment | RateType | RateType |  | The rate type that determines which of the five prices specified for the resource will be used to calculate the cost for the resource assignment. Valid values are 'Price / Unit', 'Price / Unit2', 'Price / Unit3', 'Price / Unit4', 'Price / Unit5', and 'None'.
ResourceAssignment | RemainingCost | Cost |  | The remaining cost for the resource assignment on the activity. Computed as remaining cost = remaining units * cost per time.
ResourceAssignment | RemainingCurve |  |  | Internal profile data for remaining values.
ResourceAssignment | RemainingDuration | Duration |  | The remaining duration of the resource assignment. The remaining duration is the remaining working time for the resource assignment on the activity, from the resource's remaining start date to the remaining finish date. The remaining working time is computed using the calendar determined by the activity Type. Resource Dependent activities use the resource's calendar, other activity types use the activity's calendar. Before the activity is started, the remaining duration is the same as the Original duration. After the activity is completed, the remaining duration is zero.
ResourceAssignment | RemainingFinishDate | EndDate |  | The date the resource is scheduled to finish the remaining work for the activity. This date is computed by the project scheduler but can be updated manually by the project manager. Before the activity is started, the remaining finish date is the same as the planned finish date.
ResourceAssignment | RemainingLag | Duration |  | The time lag between the activity's remaining start date and the resource's remaining start date on the activity. If the resource's remaining work starts on the activity's remaining start date, the lag is zero. Before the activity is started, the remaining lag is the same as the planned lag.
ResourceAssignment | RemainingLateFinishDate | EndDate | X | The remaining late finish date calculated by the scheduler.
ResourceAssignment | RemainingLateStartDate | BeginDate | X | The remaining late start date calculated by the scheduler.
ResourceAssignment | RemainingStartDate | BeginDate |  | The date the resource is scheduled to begin the remaining work for the activity. This date is computed by the project scheduler but can be updated manually by the project manager. Before the activity is started, the remaining start date is the same as the planned start date.
ResourceAssignment | RemainingUnits | Unit |  | The remaining units of work to be performed by this resource on this activity. Before the activity is started, the remaining units are the same as the planned units. After the activity is completed, the remaining units are zero.
ResourceAssignment | RemainingUnitsPerTime | UnitsPerTime |  | The units per time at which the resource will be performing work on the remaining portion of this activity. For example, a person assigned full time would perform 8 hours of work per day. A department of five people may perform at 5 days per day.
ResourceAssignment | ResourceAssignmentSpread | ResourceAssignmentSpread |  | The live resource assignment spread data.
ResourceAssignment | ResourceCalendarName | String | X | The name of the calendar for the resource.
ResourceAssignment | ResourceCurveName | String | X | The name of the resource curve that determines how resources and costs are distributed over time for this activity.
ResourceAssignment | ResourceCurveObjectId | ObjectId |  | The unique ID of the resource curve.
ResourceAssignment | ResourceId | String | X | The short code that uniquely identifies the resource.
ResourceAssignment | ResourceName | String | X | The name of the resource.
ResourceAssignment | ResourceObjectId | ObjectId |  | The unique ID of the associated resource.
ResourceAssignment | ResourceRequest | ResourceRequest |  | The resource request used as a search template to search for a qualified resource.
ResourceAssignment | ResourceType | ResourceType |  | The resource type: "Labor", "Nonlabor", or "Material".
ResourceAssignment | RoleId | String | X | The short code that uniquely identifies the role.
ResourceAssignment | RoleName | String | X | The name of the role. The role name uniquely identifies the role.
ResourceAssignment | RoleObjectId | ObjectId |  | The unique ID of the role the resource is performing on this activity. A resource may be assigned to the same activity more than once, performing different roles. The project manager controls whether the same resource can be assigned to an activity more than once.
ResourceAssignment | StaffedRemainingCost | Cost | X | The time distribution of the resource's remaining cost for resource assignments that have filled a role.
ResourceAssignment | StaffedRemainingUnits | Unit | X | The time distribution of the resource's remaining units for resource assignments that have filled a role.
ResourceAssignment | StartDate | BeginDate |  | The start date of the resource assignment on the activity. Set to the remaining start date until the activity is started, then set to the actual start date.
ResourceAssignment | UnitsPercentComplete | Percent |  | The percent complete of units for the resource assignment on the activity. Computed as actual units / at completion units * 100. Always in the range 0 to 100.
ResourceAssignment | UnstaffedRemainingCost | Cost | X | The time distribution of the resource's remaining cost for resource assignments that have not filled a role.
ResourceAssignment | UnstaffedRemainingUnits | Unit | X | The time distribution of the resource's remaining units for resource assignments that have not filled a role.
ResourceAssignment | WBSObjectId | ObjectId | X | The unique ID of the WBS for the activity.

## ResourceAssignmentPeriodActual

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceAssignmentPeriodActual | ActivityObjectId | ObjectId | X | The unique ID of the associated activity.
ResourceAssignmentPeriodActual | ActualCost | Cost |  | The actual cost on this resource assignment during a financial period.
ResourceAssignmentPeriodActual | ActualUnits | Unit |  | The actual units on this resource assignment during a financial period.
ResourceAssignmentPeriodActual | CreateDate | java.util.Date | X | The date this resource assignment period actual was created.
ResourceAssignmentPeriodActual | CreateUser | String | X | The name of the user that created this resource assignment period actual.
ResourceAssignmentPeriodActual | FinancialPeriodObjectId | ObjectId |  | The unique ID of the associated financial period.
ResourceAssignmentPeriodActual | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ResourceAssignmentPeriodActual | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ResourceAssignmentPeriodActual | LastUpdateDate | java.util.Date | X | The date this resource assignment period actual was last updated.
ResourceAssignmentPeriodActual | LastUpdateUser | String | X | The name of the user that last updated this resource assignment period actual.
ResourceAssignmentPeriodActual | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ResourceAssignmentPeriodActual | ResourceAssignmentObjectId | ObjectId |  | The unique ID of the associated resource assignment.
ResourceAssignmentPeriodActual | ResourceType | ResourceType | X | The resource type: "Labor", "Nonlabor", or "Material".
ResourceAssignmentPeriodActual | WBSObjectId | ObjectId | X | The unique ID of the WBS for the associated activity.

## ResourceCode

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceCode | CodeTypeName | String | X | The name of the parent code type for this code.
ResourceCode | CodeTypeObjectId | ObjectId |  | The unique ID of the parent resource code type.
ResourceCode | CodeValue | String |  | The value of the resource code.
ResourceCode | CreateDate | java.util.Date | X | The date this resource code was created.
ResourceCode | CreateUser | String | X | The name of the user that created this resource code.
ResourceCode | Description | String |  | The description of the resource code.
ResourceCode | LastUpdateDate | java.util.Date | X | The date this resource code was last updated.
ResourceCode | LastUpdateUser | String | X | The name of the user that last updated this resource code.
ResourceCode | ObjectId | ObjectId |  | The unique ID generated by the system.
ResourceCode | ParentObjectId | ObjectId |  | The unique ID of the parent resource code of this resource code in the hierarchy.
ResourceCode | SequenceNumber | int |  | The sequence number for sorting.

## ResourceCodeAssignment

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceCodeAssignment | CreateDate | java.util.Date | X | The date this code assignment was created.
ResourceCodeAssignment | CreateUser | String | X | The name of the user that created this code assignment.
ResourceCodeAssignment | LastUpdateDate | java.util.Date | X | The date this code assignment was last updated.
ResourceCodeAssignment | LastUpdateUser | String | X | The name of the user that last updated this code assignment.
ResourceCodeAssignment | ResourceCodeDescription | String | X | The description of the associated resource code.
ResourceCodeAssignment | ResourceCodeObjectId | ObjectId |  | The unique ID of the associated resource code.
ResourceCodeAssignment | ResourceCodeTypeName | String | X | The name of the parent resource code type.
ResourceCodeAssignment | ResourceCodeTypeObjectId | ObjectId | X | The unique ID of the parent resource code type.
ResourceCodeAssignment | ResourceCodeValue | String | X | The value of the associated resource code.
ResourceCodeAssignment | ResourceId | String | X | The short code that uniquely identifies the associated resource.
ResourceCodeAssignment | ResourceName | String | X | The name of the resource to which the resource code is assigned.
ResourceCodeAssignment | ResourceObjectId | ObjectId |  | The unique ID of the resource to which the resource code is assigned.

## ResourceCodeType

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceCodeType | CreateDate | java.util.Date | X | The date this resource code type was created.
ResourceCodeType | CreateUser | String | X | The name of the user that created this resource code type.
ResourceCodeType | IsSecureCode | boolean |  | The flag indicating whether this is a secure Resource Code Type.
ResourceCodeType | LastUpdateDate | java.util.Date | X | The date this resource code type was last updated.
ResourceCodeType | LastUpdateUser | String | X | The name of the user that last updated this resource code type.
ResourceCodeType | Length | int |  | The maximum number of characters allowed for values of this resource code.
ResourceCodeType | Name | String |  | The name of the resource code type.
ResourceCodeType | ObjectId | ObjectId |  | The unique ID generated by the system.
ResourceCodeType | SequenceNumber | int |  | The sequence number for sorting.

## ResourceCurve

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceCurve | CreateDate | java.util.Date | X | The date this resource curve was created.
ResourceCurve | CreateUser | String | X | The name of the user that created this resource curve.
ResourceCurve | IsDefault | boolean | X | The flag that identifies the default curve. The default curve can not be edited.
ResourceCurve | LastUpdateDate | java.util.Date | X | The date this resource curve was last updated.
ResourceCurve | LastUpdateUser | String | X | The name of the user that last updated this resource curve.
ResourceCurve | Name | String |  | The name of the resource curve.
ResourceCurve | ObjectId | ObjectId |  | The unique ID generated by the system.

## ResourceHour

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceHour | ActivityObjectId | ObjectId | X | The unique ID of the activity to which the resource is assigned.
ResourceHour | ActivityTimesheetLinkFlag | boolean |  | The value which indicates if the record is a real timesheet entry (false) or simply a placeholder for a timesheet entry (true).
ResourceHour | ApprovedHours | double |  | The number of hours, approved.
ResourceHour | ApprovedOvertimeHours | double |  | The number of overtime hours, approved.
ResourceHour | CreateDate | java.util.Date | X | The date this data was created.
ResourceHour | CreateUser | String | X | The name of the user that created this data.
ResourceHour | Date | java.util.Date |  | The date to which the hours apply.
ResourceHour | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
ResourceHour | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
ResourceHour | LastUpdateDate | java.util.Date | X | The date this data was last updated.
ResourceHour | LastUpdateUser | String | X | The name of the user that last updated this data.
ResourceHour | ObjectId | ObjectId |  | The unique ID generated by the system.
ResourceHour | OverheadCodeName | String | X | The name of the overhead code.
ResourceHour | OverheadCodeObjectId | ObjectId |  | The unique ID of the overhead code, if the hours are for an overhead activity.
ResourceHour | ProjectId | String | X | The short code that uniquely identifies the project.
ResourceHour | ProjectName | String | X | The name of the associated project.
ResourceHour | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
ResourceHour | ResourceAssignmentObjectId | ObjectId |  | The unique ID of the associated resource assignment.
ResourceHour | ResourceId | String | X | The short code that uniquely identifies the resource.
ResourceHour | ResourceIntegratedType | IntegratedObjectType | X | The flag indicating whether the resource is integrated with an Enterprise Resource Planning (ERP) system. 'Fusion' indicates the resource is integrated with Oracle Fusion. 'ERP' indicates the resource is integrated with another ERP system.
ResourceHour | ResourceName | String | X | The name of the resource.
ResourceHour | ResourceObjectId | ObjectId |  | The unique ID of the associated resource.
ResourceHour | Status | ResourceHourStatus |  | The approval level, when timesheets require approval: 'Submitted', 'Approved', 'Resource Manager Approved', 'Project Manager Approved', 'Active', or 'Rejected'.
ResourceHour | TimesheetPeriodObjectId | ObjectId |  | The unique ID of the associated timesheet.
ResourceHour | TimesheetStatusDate | java.util.Date | X | The status date of the associated timesheet.
ResourceHour | UnapprovedHours | double |  | The actual non-overtime units submitted by the resource on the activity. These units remain submitted until the timesheet is approved.
ResourceHour | UnapprovedOvertimeHours | double |  | The actual overtime units submitted by the resource on the acitivity. These units remain submitted until the timesheet is approved.
ResourceHour | WBSObjectId | ObjectId | X | The unique ID of the WBS for the activity.

## ResourceRate

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceRate | CreateDate | java.util.Date | X | The date this resource rate was created.
ResourceRate | CreateUser | String | X | The name of the user that created this resource rate.
ResourceRate | EffectiveDate | BeginDate |  | The effective date for the resource price and maximum units per time.
ResourceRate | LastUpdateDate | java.util.Date | X | The date this resource rate was last updated.
ResourceRate | LastUpdateUser | String | X | The name of the user that last updated this resource rate.
ResourceRate | MaxUnitsPerTime | UnitsPerTime |  | The maximum work units per time this resource can perform on all their assigned activities. For example, a person working full time could perform 8 hours of work per day. A department of five people may perform at 5 days per day.
ResourceRate | ObjectId | ObjectId |  | The unique ID generated by the system.
ResourceRate | ResourceId | String | X | The short code that uniquely identifies the resource.
ResourceRate | ResourceName | String | X | The name of the resource.
ResourceRate | ResourceObjectId | ObjectId |  | The unique ID of the associated resource.
ResourceRate | ShiftPeriodObjectId | ObjectId |  | The unique ID of the associated shift.

## ResourceRole

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceRole | CreateDate | java.util.Date | X | The date this resource role was created.
ResourceRole | CreateUser | String | X | The name of the user that created this resource role.
ResourceRole | LastUpdateDate | java.util.Date | X | The date this resource role was last updated.
ResourceRole | LastUpdateUser | String | X | The name of the user that last updated this resource role.
ResourceRole | Proficiency | Proficiency |  | The resource's proficiency at performing this role. The values are '1 - Master', '2 - Expert', '3 - Skilled', '4 - Proficient', and '5 - Inexperienced'. If the current user does not have the ViewResourceRoleProficiency global security privilege, this field may not be accessed.
ResourceRole | ResourceId | String | X | The short code that uniquely identifies the resource.
ResourceRole | ResourceName | String | X | The name of the resource.
ResourceRole | ResourceObjectId | ObjectId |  | The unique ID of the associated resource.
ResourceRole | RoleId | String | X | The short code that uniquely identifies the role.
ResourceRole | RoleName | String | X | The name of the role. The role name uniquely identifies the role.
ResourceRole | RoleObjectId | ObjectId |  | The unique ID of the associated role.

## ResourceTeam

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ResourceTeam | CreateDate | java.util.Date | X | The date this resource team was created.
ResourceTeam | CreateUser | String | X | The name of the user that created this resource team.
ResourceTeam | Description | String |  | The description of the resource team.
ResourceTeam | LastUpdateDate | java.util.Date | X | The date this resource team was last updated.
ResourceTeam | LastUpdateUser | String | X | The name of the user that last updated this resource team.
ResourceTeam | Name | String |  | The name of the resource team.
ResourceTeam | ObjectId | ObjectId |  | The unique ID generated by the system.
ResourceTeam | UserName | String | X | The user's login name.
ResourceTeam | UserObjectId | ObjectId |  | The unique ID of the associated user.

## Risk

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Risk | CategoryName | String | X | The risk types used to categorize risks.
Risk | Cause | String |  | The cause of this risk.
Risk | CreateDate | java.util.Date | X | The date this project risk was created.
Risk | CreateUser | String | X | The name of the user that created this project risk.
Risk | Description | String |  | The description of the project risk.
Risk | Effect | String |  | The effect of this risk.
Risk | Id | String |  | The name of the project risk.
Risk | IdentifiedByResourceObjectId | ObjectId |  | The ID of the user who identified the risk.
Risk | IdentifiedDate | java.util.Date |  | The date the project risk was identified.
Risk | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
Risk | LastUpdateDate | java.util.Date | X | The date this project risk was last updated.
Risk | LastUpdateUser | String | X | The name of the user that last updated this project risk.
Risk | Name | String |  | The name of the project risk.
Risk | Note | String |  | Note on this risk.
Risk | ObjectId | ObjectId |  | The unique ID generated by the system.
Risk | PostResponseCostImpact | RiskProbability |  | The impact of this risk on cost after executing the risk response.
Risk | PostResponseProbability | RiskProbability |  | The impact of this risk after executing the risk response.
Risk | PostResponseScheduleImpact | RiskProbability |  | The impact of this risk on the schedule after executing the risk response.
Risk | PreResponseCostImpact | RiskProbability |  | The impact of this risk on cost before executing the risk response.
Risk | PreResponseProbability | RiskProbability |  | The impact of this risk before executing the risk response.
Risk | PreResponseScheduleImpact | RiskProbability |  | The impact of this risk on scheduling before executing the risk response.
Risk | ProjectId | String | X | The short code that uniquely identifies the project.
Risk | ProjectName | String | X | The name of the associated project.
Risk | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
Risk | ResourceId | String | X | The short code that uniquely identifies the resource.
Risk | ResourceName | String | X | The name of the resource.
Risk | ResourceObjectId | ObjectId |  | The unique ID of the associated resource for this project risk. If a parent resource is selected, the risk applies to all child resources as well.
Risk | ResponseDescription | String |  | The description of the risk response.
Risk | ResponseType | RiskResponseType |  | The type of the risk response. Valid values are 'Accept', 'Avoid, 'Transfer', and 'Reduce'.
Risk | RiskCategoryObjectId | ObjectId |  | The unique ID of the associated risk type.
Risk | Status | RiskStatus |  | The current status of the project risk: 'Open' or 'Closed'.
Risk | Type | RiskType |  | The type of the risk. Valid values are 'Threat' and 'Opportunity'.
Risk | UDFTypesAssigned |  |  |

## RiskCategory

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
RiskCategory | CreateDate | java.util.Date | X | The date this risk category was created.
RiskCategory | CreateUser | String | X | The name of the user that created this risk category.
RiskCategory | LastUpdateDate | java.util.Date | X | The date this risk category was last updated.
RiskCategory | LastUpdateUser | String | X | The name of the user that last updated this risk category.
RiskCategory | Name | String |  | The name of the risk category.
RiskCategory | ObjectId | ObjectId |  | The unique ID generated by the system.
RiskCategory | ParentObjectId | ObjectId |  | The unique ID of the parent generated by the system.
RiskCategory | SequenceNumber | int |  | The sequence number for sorting.

## Role

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Role | CalculateCostFromUnits | boolean |  | The option that indicates whether costs and quantities are linked, and whether quantities should be updated when costs are updated.
Role | CreateDate | java.util.Date | X | The date this role was created.
Role | CreateUser | String | X | The name of the user that created this role.
Role | Id | String |  | The short code that uniquely identifies the role.
Role | LastUpdateDate | java.util.Date | X | The date this role was last updated.
Role | LastUpdateUser | String | X | The name of the user that last updated this role.
Role | Name | String |  | The name of the role. The role name uniquely identifies the role.
Role | ObjectId | ObjectId |  | The unique ID generated by the system.
Role | ParentObjectId | ObjectId |  | The unique ID of the parent role of this role in the hierarchy.
Role | ProjectRoleSpread | ProjectRoleSpread[] | X | The field containing project spread data for this role. If a role is attempted to be loaded with project spread data, getProjectRoleSpread will return null if no project spread data was available for that role.
Role | Responsibilities | String |  | The responsibilities for the role.
Role | SequenceNumber | int |  | The sequence number for sorting.

## RoleLimit

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
RoleLimit | CreateDate | java.util.Date | X | The date this role limit was created.
RoleLimit | CreateUser | String | X | The name of the user that created this role limit.
RoleLimit | EffectiveDate | BeginDate |  | The effective date for the role maximum units per time.
RoleLimit | LastUpdateDate | java.util.Date | X | The date this role limit was last updated.
RoleLimit | LastUpdateUser | String | X | The name of the user that last updated this role limit.
RoleLimit | MaxUnitsPerTime | UnitsPerTime |  | The maximum work units per time this role can perform on all their assigned activities. This number should correspond to the number of people who can fill this role.
RoleLimit | ObjectId | ObjectId |  | The unique ID generated by the system.
RoleLimit | RoleObjectId | ObjectId |  | The unique ID of the associated role.

## RoleRate

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
RoleRate | CreateDate | java.util.Date | X | The date this role rate was created.
RoleRate | CreateUser | String | X | The name of the user that created this role rate.
RoleRate | LastUpdateDate | java.util.Date | X | The date this role rate was last updated.
RoleRate | LastUpdateUser | String | X | The name of the user that last updated this role rate.
RoleRate | ObjectId | ObjectId |  | The unique ID generated by the system.
RoleRate | RoleId | String | X | The short code that uniquely identifies the role.
RoleRate | RoleName | String | X | The name of the role. The role name uniquely identifies the role.
RoleRate | RoleObjectId | ObjectId |  | The unique ID of the associated role.

## RoleTeam

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
RoleTeam | CreateDate | java.util.Date | X | The date this role team was created.
RoleTeam | CreateUser | String | X | The name of the user that created this role team.
RoleTeam | Description | String |  | The description of the role team.
RoleTeam | LastUpdateDate | java.util.Date | X | The date this role team was last updated.
RoleTeam | LastUpdateUser | String | X | The name of the user that last updated this role team.
RoleTeam | Name | String |  | The name of the role team.
RoleTeam | ObjectId | ObjectId |  | The unique ID generated by the system.
RoleTeam | UserName | String | X | The user's login name.
RoleTeam | UserObjectId | ObjectId |  | The unique ID of a specific user who has access to the selected role team.

## ScheduleOptions

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ScheduleOptions | CalculateFloatBasedOnFinishDate | boolean |  | The flag that indicates how each activity's float will be calculated with respect to other projects in the scheduling batch. This setting only has an effect when scheduling multiple projects at the same time. If true, each activity's float is calculated based on its project's ScheduledFinishDate. If false, then each activity's float is calculated based on the latest ScheduledFinishDate of all of the projects in the scheduling batch.
ScheduleOptions | ComputeTotalFloatType | ScheduleFloatType |  | The method for calculating total float for all activities. Start Float is the difference between the early and late start dates (Start Float = Late Start - Early Start); Finish Float is the difference between the early and late finish dates (Finish Float = Late Finish - Early Finish); and Smallest of Start Float and Finish Float is the most critical float value.
ScheduleOptions | CreateDate | java.util.Date | X | The date this schedule option was created.
ScheduleOptions | CreateUser | String | X | The name of the user that created this schedule option.
ScheduleOptions | CriticalActivityFloatThreshold | Duration |  | The maximum float time for activities before they are marked critical.
ScheduleOptions | CriticalActivityPathType | CriticalActivityPathType |  | The critical path type, which indicates how critical path activities are identified for the project, based on either 'Critical Float' or 'Longest Path'.
ScheduleOptions | IgnoreOtherProjectRelationships | boolean |  | The option used by the scheduler for treating activity relationships between projects when scheduling.
ScheduleOptions | LastUpdateDate | java.util.Date | X | The date this schedule option was last updated.
ScheduleOptions | LastUpdateUser | String | X | The name of the user that last updated this schedule option.
ScheduleOptions | LevelResourcesDuringScheduling | boolean |  | The option used by the scheduler for automatically leveling resources when scheduling projects.
ScheduleOptions | MakeOpenEndedActivitiesCritical | boolean |  | The option used by the scheduler for automatically leveling resources when scheduling projects.
ScheduleOptions | MaximumMultipleFloatPaths | int |  | The number of critical float paths to calculate. For example, if you set the field to five, the module calculates the five most critical float paths ending with the activity you selected. The module ranks each float path from most critical to least critical, and stores the value for each activity in the Float Path field. For example, if you calculate five float paths, the module will store a value of one in the Float Path field for each activity in the most critical float path; the module will store a value of five for each activity in the least critical float path. Note: To view the critical float paths after you schedule the project, group activities in the Activity Table by Float Path and sort by Float Path Order. A Float Path value of one indicates that those activities are part of the most critical float path. The Float Path Order value indicates the order in which the activities were processed.
ScheduleOptions | MultipleFloatPathsEnabled | boolean |  | The Boolean value that indicates whether multiple critical float paths (sequences of activities) should be calculated in the project schedule.
ScheduleOptions | MultipleFloatPathsEndingActivityObjectId | ObjectId |  | The activity in the WBS that you want to represent the end of the float paths. Typically, this will be a milestone activity or some other significant activity that has a start date or end date that cannot change. Note: if a value is not assigned, the module will choose an activity based on MultipleFloatPathsUseTotalFloat. If you are calculating multiple paths using Free Float, the module will choose the open-ended activity with the most critical Free Float. If you are calculating multiple paths using Total Float, the module will calculate the Total Float for all activity relationships, then choose the activity with the most critical Relationship Total Float.
ScheduleOptions | MultipleFloatPathsUseTotalFloat | boolean |  | The Boolean value that decides whether or not to use total float in multiple float path calculations. If True, then based on the activity you want the paths to end on, the module determines which predecessor activity has the most critical Relationship Total Float on the backward pass. The module repeats this process until an activity is reached that has no relationship. The module begins the forward pass from this activity and determines which successor activity has the most critical Relationship Successor Total Float. The module repeats this process until an activity is reached that has no relationship. These activities represent the most critical float path. The process begins again until the remaining sub-critical paths are calculated. If False, then critical float paths are defined based on longest path. The most critical path will be identical to the critical path that is derived when you choose to define critical activities as Longest Path in the General tab. In a multicalendar project, the longest path is calculated by identifying the activities that have an early finish equal to the latest calculated early finish for the project and tracing all driving relationships for those activities back to the project start date. After the most critical path is identified, the module will calculate the remaining sub-critical paths.
ScheduleOptions | OutOfSequenceScheduleType | OutOfSequenceScheduleType |  | The type of logic used to schedule the progressed activities: 'Retained Logic', 'Progress Override', or 'Actual Dates'.
ScheduleOptions | ProjectId | String | X | The short code that uniquely identifies the project.
ScheduleOptions | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
ScheduleOptions | RecalculateResourceCosts | boolean |  | The option used by the scheduler for recalculating the resource costs after scheduling the open projects. Enabling this option will calculate the costs of resource assignments that are assigned multiple resource rates.
ScheduleOptions | RelationshipLagCalendar | ScheduleRelationshipLagCalendar |  | The calendar used to calculate the lag between predecessors and successors for all activities. Valid values are 'Predecessor Activity Calendar', 'Successor Activity Calendar', '24 Hour Calendar', and 'Project Default Calendar'. If you do not select a calendar, the successor activity calendar is used.
ScheduleOptions | StartToStartLagCalculationType | boolean |  | The method used to calculate lag when a start-to-start relationship exists and the predecessor starts out of sequence. Actual Start sets the successor's start according to the time elapsed from the predecessor's actual start (the successor's start date is the data date plus any remaining lag). Early Start sets the successor's start according to the amount of work that the predecessor activity accomplishes (the expired lag is calculated as the number of work periods between the actual start and the data date, and the successor's start date is the predecessor's internal early start plus any remaining lag).
ScheduleOptions | UseExpectedFinishDates | boolean |  | The option used for setting activity finish dates as the expected finish dates when scheduling projects.
ScheduleOptions | UserName | String | X | The user's login name.
ScheduleOptions | UserObjectId | ObjectId | X | The unique ID of the associated user.

## Shift

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Shift | CreateDate | java.util.Date | X | The date this shift was created.
Shift | CreateUser | String | X | The name of the user that created this shift.
Shift | LastUpdateDate | java.util.Date | X | The date this shift was last updated.
Shift | LastUpdateUser | String | X | The name of the user that last updated this shift.
Shift | Name | String |  | The name of the shift.
Shift | ObjectId | ObjectId |  | The unique ID generated by the system.

## ShiftPeriod

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ShiftPeriod | CreateDate | java.util.Date | X | The date this shift period was created.
ShiftPeriod | CreateUser | String | X | The name of the user that created this shift period.
ShiftPeriod | LastUpdateDate | java.util.Date | X | The date this shift period was last updated.
ShiftPeriod | LastUpdateUser | String | X | The name of the user that last updated this shift period.
ShiftPeriod | ObjectId | ObjectId | X | The unique ID generated by the system.
ShiftPeriod | ShiftObjectId | ObjectId | X | The unique ID of the associated shift.
ShiftPeriod | StartHour | int | X | The start time of the shift that is displayed on screen. The values range from 0 to 23.

## ThresholdParameter

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
ThresholdParameter | CreateDate | java.util.Date | X | The date this threshold parameter was created.
ThresholdParameter | CreateUser | String | X | The name of the user that created this threshold parameter.
ThresholdParameter | LastUpdateDate | java.util.Date | X | The date this threshold parameter was last updated.
ThresholdParameter | LastUpdateUser | String | X | The name of the user that last updated this threshold parameter.
ThresholdParameter | Name | String | X | The name of the threshold parameter.
ThresholdParameter | ObjectId | ObjectId | X | The unique ID generated by the system.
ThresholdParameter | Type | ThresholdParameterType | X | The field name for the threshold parameter. For example, "CPI - Cost Performance Index (Ratio)", "SPI - Schedule Performance Index (Ratio)", etc.

## Timesheet

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
Timesheet | CreateDate | java.util.Date | X | The date this timesheet was created.
Timesheet | CreateUser | String | X | The name of the user that created this timesheet.
Timesheet | IsDaily | boolean |  | The flag that identifies whether timesheet users enter hours daily or by entire timesheet reporting period.
Timesheet | LastReceivedDate | java.util.Date |  | The last date on which the timesheet was submitted by the resource.
Timesheet | LastUpdateDate | java.util.Date | X | The date this timesheet was last updated.
Timesheet | LastUpdateUser | String | X | The name of the user that last updated this timesheet.
Timesheet | Notes | String |  | The notes associated with the timesheet.
Timesheet | ResourceId | String | X | The short code that uniquely identifies the resource.
Timesheet | ResourceName | String | X | The name of the resource.
Timesheet | ResourceObjectId | ObjectId |  | The unique ID of the associated resource.
Timesheet | Status | TimesheetStatus |  | The current status of the timesheet: 'Submitted', 'Approved', 'Resource Manager Approved', 'Project Manager Approved', 'Active', or 'Rejected'.
Timesheet | StatusDate | java.util.Date |  | The date on which the status of the timesheet was last changed.
Timesheet | TimesheetPeriodObjectId | ObjectId |  | The unique ID of the timesheet period.

## TimesheetAudit

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
TimesheetAudit | ApproverUserName | String | X | The user name of the approver.
TimesheetAudit | ApproverUserObjectId | ObjectId | X | The unique user ID of the approver.
TimesheetAudit | AuditDate | java.util.Date | X | The date this timesheet audit was created.
TimesheetAudit | ObjectId | ObjectId | X | The unique ID generated by the system.
TimesheetAudit | OverheadHours | double | X | The total overhead hours for the timesheet.
TimesheetAudit | OverheadOvertimeHours | double | X | The total overhead overtime hours for the timesheet.
TimesheetAudit | PendingOverheadHours | double | X | The total pending overhead hours for the timesheet.
TimesheetAudit | PendingOverheadOvertimeHours | double | X | The total pending overhead overtime hours for the timesheet.
TimesheetAudit | PendingProjectHours | double | X | The total pending project hours for the timesheet.
TimesheetAudit | PendingProjectOvertimeHours | double | X | The total pending project overtime hours for the timesheet.
TimesheetAudit | ProjectHours | double | X | The total project hours for the timesheet.
TimesheetAudit | ProjectId | String | X | The short code that uniquely identifies the project.
TimesheetAudit | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
TimesheetAudit | ProjectOvertimeHours | double | X | The total project overtime hours for the timesheet.
TimesheetAudit | ResourceId | String | X | The short code that uniquely identifies the resource.
TimesheetAudit | ResourceName | String | X | The name of the resource.
TimesheetAudit | ResourceObjectId | ObjectId | X | The unique ID of the associated resource.
TimesheetAudit | TimesheetActivityStatus | ResourceHourStatus | X | The status of the timesheet activity, the value of which will depend on who approved or rejected it. Valid values are 'Submitted', 'Approved', 'Resource Manager Approved', 'Project Manager Approved', and 'Rejected'.
TimesheetAudit | TimesheetApprovingAs | TimesheetApprovingAs | X | The role of the timesheet approver. Valid values are 'Project Manager', 'Resource Manager', 'Project Manager Delegate', and 'Resource Manager Delegate'.
TimesheetAudit | TimesheetPeriodEndDate | java.util.Date | X | The timesheet period end date.
TimesheetAudit | TimesheetPeriodObjectId | ObjectId | X | The unique ID of the timesheet period.
TimesheetAudit | TimesheetPeriodStartDate | java.util.Date | X | The timesheet period start date.
TimesheetAudit | TimesheetStatus | TimesheetStatus | X | The status of the timesheet. Valid values are 'Submitted', 'Approved', 'Resource Manager Approved', 'Project Manager Approved', and 'Rejected'.

## TimesheetDelegate

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
TimesheetDelegate | ActiveFlag | boolean | X | The flag indicating whether this delegate is active.
TimesheetDelegate | ApproverUserName | String | X | The approver user's login name.
TimesheetDelegate | ApproverUserObjectId | ObjectId | X | The unique ID of the approver user.
TimesheetDelegate | CreateDate | java.util.Date | X | The date this timesheet delegate was created.
TimesheetDelegate | CreateUser | String | X | The name of the user that created this timesheet delegate.
TimesheetDelegate | DelegateUserEmailAddress | String | X | The delegate user's email address.
TimesheetDelegate | DelegateUserName | String | X | The delegate user's login name.
TimesheetDelegate | DelegateUserObjectId | ObjectId | X | The unique ID of the delegate user.
TimesheetDelegate | LastUpdateDate | java.util.Date | X | The date this timesheet delegate was last updated.
TimesheetDelegate | LastUpdateUser | String | X | The name of the user that last updated this timesheet delegate.
TimesheetDelegate | ObjectId | ObjectId | X | The unique ID generated by the system.
TimesheetDelegate | ProjectObjectId | ObjectId | X | The unique ID of the associated project.

## TimesheetPeriod

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
TimesheetPeriod | CreateDate | java.util.Date | X | The date this timesheet period was created.
TimesheetPeriod | CreateUser | String | X | The name of the user that created this timesheet period.
TimesheetPeriod | EndDate | java.util.Date |  | The timesheet period end date.
TimesheetPeriod | LastUpdateDate | java.util.Date | X | The date this timesheet period was last updated.
TimesheetPeriod | LastUpdateUser | String | X | The name of the user that last updated this timesheet period.
TimesheetPeriod | ObjectId | ObjectId |  | The unique ID generated by the system.
TimesheetPeriod | StartDate | java.util.Date |  | The timesheet period start date.

## UDFCode

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
UDFCode | CodeTypeObjectId | ObjectId |  | The unique ID of the code type.
UDFCode | CodeTypeTitle | String | X | The title of the parent code type for this code.
UDFCode | CodeValue | String |  | The short ID that uniquely identifies the code within the code type.
UDFCode | CreateDate | java.util.Date | X | The date this code was created.
UDFCode | CreateUser | String | X | The name of the user that created this code.
UDFCode | Description | String |  | The description of the code.
UDFCode | LastUpdateDate | java.util.Date | X | The date this code was last updated.
UDFCode | LastUpdateUser | String | X | The name of the user that last updated this code.
UDFCode | ObjectId | ObjectId |  | The unique ID generated by the system.
UDFCode | SequenceNumber | int |  | The sequence number for sorting.

## UDFType

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
UDFType | CreateDate | java.util.Date | X | The date this user-defined field was created.
UDFType | CreateUser | String | X | The name of the user that created this user-defined field.
UDFType | DataType | UDFDataType |  | The data type of the user-defined field: "Text", "Start Date", "Finish Date", "Cost", "Double", "Integer", "Indicator", or "Code".
UDFType | IsCalculated | boolean | X | The flag indicating whether this is a calculated user defined field type.
UDFType | IsConditional | boolean | X | The flag indicating whether this is a indicator user defined field type.
UDFType | IsSecureCode | boolean |  | The flag indicating whether this is a secure code type.
UDFType | LastUpdateDate | java.util.Date | X | The date this user-defined field was last updated.
UDFType | LastUpdateUser | String | X | The name of the user that last updated this user-defined field.
UDFType | ObjectId | ObjectId |  | The unique ID generated by the system.
UDFType | SubjectArea | UDFSubjectArea |  | The subject area of the user-defined field: "Activity", "Activity Expense", "Activity Step", "Activity Step Template Item", "Project", "Project Issue", "Project Risk", "Resource", "Resource Assignment", "WBS", or "Work Products and Documents".
UDFType | Title | String |  | The name/title of the user-defined field.

## UDFValue

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
UDFValue | CodeValue | String | X | The short ID that uniquely identifies the associated UDF code within the UDF code type.
UDFValue | ConditionalIndicator | int | X | The conditional indicator of the user defined field, obtained by evaluating the conditional expression.
UDFValue | Cost | Cost |  | The value of the cost UDF.
UDFValue | CreateDate | java.util.Date | X | The date this UDF value was created.
UDFValue | CreateUser | String | X | The name of the user that created this UDF value.
UDFValue | Description | String | X | The description of the associated UDF code.
UDFValue | Double | double |  | The value of the double UDF.
UDFValue | FinishDate | EndDate |  | The value of the finish date UDF.
UDFValue | ForeignObjectId | ObjectId |  | The unique ID of the business object to which the UDF is assigned: ProjectObjectId, ActivityObjectId, ResourceObjectId, etc.
UDFValue | Indicator | UDFIndicator |  | The value of the indicator UDF.
UDFValue | Integer | int |  | The value of the integer UDF.
UDFValue | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
UDFValue | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
UDFValue | IsUDFTypeCalculated | boolean | X | The flag indicating whether this is a value associated with a calculated user defined field type.
UDFValue | IsUDFTypeConditional | boolean | X | The flag indicating whether this is a value associated with a user defined field type having a conditional expression.
UDFValue | LastUpdateDate | java.util.Date | X | The date this UDF value was last updated.
UDFValue | LastUpdateUser | String | X | The name of the user that last updated this UDF value.
UDFValue | ProjectObjectId | ObjectId | X | The unique ID of the associated project.
UDFValue | StartDate | BeginDate |  | The value of the start date UDF.
UDFValue | Text | String |  | The value of the text UDF.
UDFValue | UDFCodeObjectId | ObjectId |  | The unique ID of the associated UDF code.
UDFValue | UDFTypeDataType | UDFDataType | X | The data type of the associated user-defined field type: "Text", "Start Date", "Finish Date", "Cost", "Double", "Integer", "Indicator", or "Code".
UDFValue | UDFTypeObjectId | ObjectId |  | The unique ID of the associated UDF type.
UDFValue | UDFTypeSubjectArea | UDFSubjectArea | X | The subject area of the associated user-defined field type: "Activity", "Activity Expense", "Activity Step", "Activity Step Template Item", "Project", "Project Issue", "Project Risk", "Resource", "Resource Assignment", "WBS", or "Work Products and Documents".
UDFValue | UDFTypeTitle | String | X | The name/title of the associated user-defined field type.

## UnitOfMeasure

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
UnitOfMeasure | Abbreviation | String |  | The abbreviation of the unit of measure.
UnitOfMeasure | CreateDate | java.util.Date | X | The date this unit of measure was created.
UnitOfMeasure | CreateUser | String | X | The name of the user that created this unit of measure.
UnitOfMeasure | LastUpdateDate | java.util.Date | X | The date this unit of measure was last updated.
UnitOfMeasure | LastUpdateUser | String | X | The name of the user that last updated this unit of measure.
UnitOfMeasure | Name | String |  | The name of the unit of measure.
UnitOfMeasure | ObjectId | ObjectId |  | The unique ID generated by the system.
UnitOfMeasure | SequenceNumber | int |  | The sequence number for sorting.

## User

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
User | AllResourceAccessFlag | boolean |  | The flag that determines whether the user has all resource access (TRUE) or restricted resource access (FALSE). Admin Superusers always have all resource access.
User | AssignmentStaffingPreference | AssignmentStaffingPreference |  | The value that determines whether the current or the new resource's Units per Time and Overtime factor is used to calculate costs when assigning the resource to an existing activity assignment. If the AssignmentStaffingPreference is set to 'Ask Me', the default value is then current resource.
User | CreateDate | java.util.Date | X | The date this user was created.
User | CreateUser | String | X | The name of the user that created this user.
User | CurrencyId | String | X | The unique currency abbreviation for the currency associated with this user.
User | CurrencyName | String | X | The name of the currency associated with this user.
User | CurrencyObjectId | ObjectId |  | The unique ID of the associated currency
User | EmailAddress | String |  | The current user's return email address. This will be used in the "FROM" line for any email sent by this user. Example: "yourname@yourdomain.com". For MAPI users, this may just be the MAPI profile name or mailbox name.
User | EmailProtocol | EmailType |  | The email type for the user: 'Internet Mail' or 'MAPI Mail'.
User | EnableUserToModifyViewSettingsFlag | boolean |  | The flag that when set to true allows the user to change his or her personal view settings in P6 Web Access. When a user changes the user interface view settings, the changes do not affect the settings of other users assigned to the same view.
User | FinancialPeriodEndObjectId | ObjectId |  | The unique ID generated by the system of the last financial period viewable in columns in Project Management.
User | FinancialPeriodStartObjectId | ObjectId |  | The unique ID generated by the system of the first financial period viewable in columns in Project Management.
User | GUID | String |  | The globally unique ID generated by the system.
User | GlobalProfileObjectId | ObjectId |  | The unique ID of the global security profile assigned to the user. See the GlobalProfile class for constants defining the fixed profiles of Admin Superuser and No Global Privileges.
User | LastUpdateDate | java.util.Date | X | The date this user was last updated.
User | LastUpdateUser | String | X | The name of the user that last updated this user.
User | MailServerLoginName | String |  | The mail login name (profile name) for the current user to send outgoing email. If the email protocol is MAPI, this field should contain the MAPI profile name (e.g. "Microsoft Mail Settings"). This field is not required for Internet email users.
User | Name | String |  | The user's login name.
User | NewProjectDurationType | DurationType |  | The default duration type assigned to new activities. Valid values are 'Fixed Units/Time', 'Fixed Duration and Units/Time', 'Fixed Units', or 'Fixed Duration and Units'.
User | ObjectId | ObjectId |  | The unique ID generated by the system.
User | OfficePhone | String |  | The work phone number of the user.
User | OutgoingMailServer | String |  | The outgoing mail server (SMTP) address used to send outgoing email for this user. The address may be a host name or an IP address. This field is used only with the Internet email protocol, and is not required for MAPI. Example: "smtp.yourdomain.com".
User | PersonalName | String |  | The user's personal or actual name.
User | PrimaryBaselines |  |  | All primary baselines for this user. To get the primary baseline for a project for this user, use the method getPrimaryBaseline (ObjectId) and include this field in the load.
User | RateSourcePreference | RateSourcePreference |  | The value that determines which price/unit will be used by default to calculate costs for the assignment when both a resource and role are assigned. If the value is 'Resource', the resource's price/unit will be used. If the value is 'Role', the role's price/unit will be used. If the value is 'Ask me', the default is set to 'Resource'.
User | ReportingFlag | boolean |  | The flag that determines whether the user can access ODS database as a database user.
User | ResourceRequests | ResourceRequest[] |  | The resource requests used as search templates to search for qualified resources.
User | RespectActivityDurationType | boolean |  | The setting that indicates whether to recalculate the Duration, Units, or Units/Time for existing assignments based on the activity Duration Type (true) or to preserve the Duration, Units, or Units/Time for existing assignments (false) when adding or removing assignments on activities.
User | RoleLimitDisplayOption | RoleLimitDisplayOption |  | The option for how RoleLimit is displayed. Valid values are 'Custom', and 'PrimaryRole'.
User | SecondaryBaselines |  |  | All secondary baselines for this user. To get the secondary baseline for a project for this user, use the method getSecondaryBaseline (ObjectId) and include this field in the load.
User | TertiaryBaselines |  |  | All tertiary baselines for this user. To get the tertiary baseline for a project for this user, use the method getTertiaryBaseline (ObjectId) and include this field in the load.
User | UserInterfaceViewObjectId | ObjectId |  | The unique ID of the associated user interface view.

## UserFieldTitle

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
UserFieldTitle | CreateDate | java.util.Date | X | The date this user field title was created.
UserFieldTitle | CreateUser | String | X | The name of the user that created this user field title.
UserFieldTitle | DefaultTitle | String | X | The default title of the column name.
UserFieldTitle | LastUpdateDate | java.util.Date | X | The date this user field title was last updated.
UserFieldTitle | LastUpdateUser | String | X | The name of the user that last updated this user field title.
UserFieldTitle | ObjectId | ObjectId | X | The unique ID generated by the system.
UserFieldTitle | ObjectName | String | X | The name of the business object to which this user defined column belongs.
UserFieldTitle | UserDefinedTitle | String |  | The user defined column name.
UserFieldTitle | UserTableName | String | X | The table name of the user defined column.

## UserInterfaceView

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
UserInterfaceView | CreateDate | java.util.Date | X | The date this user interface view was created.
UserInterfaceView | CreateUser | String | X | The name of the user that created this user interface view.
UserInterfaceView | LastUpdateDate | java.util.Date | X | The date this user interface view was last updated.
UserInterfaceView | LastUpdateUser | String | X | The name of the user that last updated this user interface view.
UserInterfaceView | Name | String | X | The name of the user interface view.
UserInterfaceView | ObjectId | ObjectId | X | The unique ID generated by the system.
UserInterfaceView | UserObjectId | ObjectId | X | The unique ID of the associated user.

## UserLicense

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
UserLicense | CreateDate | java.util.Date | X | The date this user license was created.
UserLicense | CreateUser | String | X | The name of the user that created this user license.
UserLicense | LastUpdateDate | java.util.Date | X | The date this user license was last updated.
UserLicense | LastUpdateUser | String | X | The name of the user that last updated this user license.
UserLicense | LicenseType | LicenseType |  | The property that permits you to configure access to different functional areas of the application suite. Refer to {@link LicenseType} for additional details.
UserLicense | ObjectId | ObjectId |  | The unique ID generated by the system.
UserLicense | UserName | String | X | The user's login name.
UserLicense | UserObjectId | ObjectId |  | The unique ID of the associated user.

## UserOBS

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
UserOBS | CreateDate | java.util.Date | X | The date this association was created.
UserOBS | CreateUser | String | X | The name of the user that created this association.
UserOBS | LastUpdateDate | java.util.Date | X | The date this association was last updated.
UserOBS | LastUpdateUser | String | X | The name of the user that last updated this association.
UserOBS | OBSName | String | X | The name of the person/role in the organization, sometimes referred to as the "responsible manager".
UserOBS | OBSObjectId | ObjectId |  | The unique ID of the OBS to which the user is granted access.
UserOBS | ProfileName | String | X | The name of security profile.
UserOBS | ProjectProfileObjectId | ObjectId |  | The unique ID of the project profile with which the user is granted access to the project and OBS. See the ProjectProfile class for a constant defining the fixed profile of Project Superuser.
UserOBS | UserName | String | X | The user's login name.
UserOBS | UserObjectId | ObjectId |  | The unique ID of the user who is assigned to the project OBS.

## WBS

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
WBS | AnticipatedFinishDate | EndDate |  | The anticipated finish date of WBS, project and EPS elements. User-entered - not dependent upon any other fields. If there are no children, the anticipated finish date will be the finish date displayed in the columns.
WBS | AnticipatedStartDate | BeginDate |  | The anticipated start date of WBS, project and EPS elements. User-entered - not dependent upon any other fields. If there are no children, the anticipated start date will be the start date displayed in the columns.
WBS | Code | String |  | The short code assigned to each WBS element for identification. Each WBS element is uniquely identified by concatenating its own code together with its parents' codes.
WBS | ContainsSummaryData | boolean | X | The flag that indicates that the WBS has been summarized.
WBS | CreateDate | java.util.Date | X | The date this wbs was created.
WBS | CreateUser | String | X | The name of the user that created this wbs.
WBS | CurrentBudget | Cost | X | The current budget for this WBS.
WBS | CurrentVariance | Cost | X | The current budget minus the total spending plan.
WBS | DistributedCurrentBudget | Cost | X | The sum of the current budget values from one level lower
WBS | EarnedValueComputeType | EarnedValueComputeType |  | The technique used for computing earned-value percent complete for activities within the WBS. Valid values are 'Activity Percent Complete', '0 / 100', '50 / 50', 'Custom Percent Complete', 'WBS Milestones Percent Complete', and 'Activity Percent Complete Using Resource Curves'.
WBS | EarnedValueETCComputeType | EarnedValueETCComputeType |  | The technique for computing earned-value estimate-to-complete for activities within the WBS. Valid values are 'ETC = Remaining Cost for Activity', 'Performance Factor = 1', 'Performance Factor = Custom Value', 'Performance Factor = 1 / Cost Performance Index', and 'Performance Factor = 1 / (Cost Performance Index * Schedule Performance Index)'.
WBS | EarnedValueETCUserValue | double |  | The user-defined performance factor, PF, for computing earned-value estimate-to-complete. ETC is computed as PF * ( BAC - BCWP).
WBS | EarnedValueUserPercent | Percent |  | The user-defined percent complete for computing earned value for activities within the WBS. A value of, say, 25 means that 25% of the planned amount is earned when the activity is started and the remainder is earned when the activity is completed.
WBS | FinishDate | EndDate | X | The finish date of the WBS.
WBS | ForecastFinishDate | EndDate | X | The alternate end date to be optionally used by the scheduler. The user sets the alternate end date by dragging the project bar in the Gantt Chart while manually leveling the resource profile in a resource analysis layout.
WBS | ForecastStartDate | BeginDate | X | The alternate start date to be optionally used by the scheduler. The user sets the alternate start date by dragging the project bar in the Gantt Chart while manually leveling the resource profile in a resource analysis layout.
WBS | GUID | String |  | The globally unique ID generated by the system.
WBS | IndependentETCLaborUnits | Unit |  | The user-entered ETC total labor.
WBS | IndependentETCTotalCost | Cost |  | The user-entered ETC total cost.
WBS | IntegratedType | IntegratedObjectType |  | The flag indicating whether the WBS is integrated with an Enterprise Resource Planning (ERP) system. 'Fusion' indicates the WBS is integrated with Oracle Fusion. 'ERP' indicates the WBS is integrated with another ERP system.
WBS | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
WBS | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
WBS | LastUpdateDate | java.util.Date | X | The date this wbs was last updated.
WBS | LastUpdateUser | String | X | The name of the user that last updated this wbs.
WBS | Name | String |  | The name of the WBS element.
WBS | OBSName | String | X | The name of the person/role in the organization, sometimes referred to as the "responsible manager".
WBS | OBSObjectId | ObjectId |  | The unique ID of the project manager from the project's OBS tree who is responsible for the WBS.
WBS | ObjectId | ObjectId |  | The unique ID generated by the system.
WBS | OriginalBudget | Cost |  | The original budget for the WBS element.
WBS | ParentObjectId | ObjectId |  | The unique ID of the parent WBS of this WBS in the hierarchy.
WBS | ProjectId | String | X | The short code that uniquely identifies the project.
WBS | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
WBS | ProposedBudget | Cost | X | The sum of the original budget plus the approved and pending budgets from the budget change log.
WBS | SequenceNumber | int |  | The sequence number for sorting.
WBS | StartDate | BeginDate | X | The start date of the WBS.
WBS | Status | ProjectStatus |  | The WBS status: 'Planned', 'Active', 'Inactive', 'What-If', 'Requested', or 'Template'.
WBS | SummaryAccountingVarianceByCost | Cost | X | The Planned Value minus the Actual Cost. A negative value indicates that the Actual Cost has exceeded the Planned Value.
WBS | SummaryAccountingVarianceByLaborUnits | Unit | X | The Planned Value Labor Units minus the Actual Units. Negative value indicates that Actual Units have exceeded the Planned Value Labor Units.
WBS | SummaryActivityCount | int | X | The number of activities that are currently in progress.
WBS | SummaryActualDuration | Duration | X | The actual duration.
WBS | SummaryActualExpenseCost | Cost | X | The actual costs for all project expenses associated with the WBS.
WBS | SummaryActualFinishDate | EndDate | X | The latest actual finish date of all activities in the WBS.
WBS | SummaryActualLaborCost | Cost | X | The actual cost for all labor resources assigned to the activity.
WBS | SummaryActualLaborUnits | Unit | X | The actual labor units.
WBS | SummaryActualMaterialCost | Cost | X | The actual units for all material resources assigned to the activity.
WBS | SummaryActualNonLaborCost | Cost | X | The actual units for all nonlabor resources assigned to the activity.
WBS | SummaryActualNonLaborUnits | Unit | X | The actual nonlabor units.
WBS | SummaryActualStartDate | BeginDate | X | The earliest actual start date of all activities in the WBS.
WBS | SummaryActualThisPeriodCost | Cost | X | The actual this period cost (will be labor or nonlabor).
WBS | SummaryActualThisPeriodLaborCost | Cost | X | The actual this period labor cost.
WBS | SummaryActualThisPeriodLaborUnits | Unit | X | The actual this period labor units.
WBS | SummaryActualThisPeriodMaterialCost | Cost | X | The actual this period material cost.
WBS | SummaryActualThisPeriodNonLaborCost | Cost | X | The actual this period nonlabor cost.
WBS | SummaryActualThisPeriodNonLaborUnits | Unit | X | The actual this period nonlabor units.
WBS | SummaryActualTotalCost | Cost | X | The actual labor cost + actual nonlabor cost + actual expense cost as of the project data date.
WBS | SummaryActualValueByCost | Cost | X | The actual total cost incurred on the activity as of the project data date, computed as Actual Labor Cost + Actual Nonlabor Cost + Actual Material Cost + Actual Expense Cost.
WBS | SummaryActualValueByLaborUnits | Unit | X | The actual total labor units for the activity as of the project data date (i.e., actual total cost by labor units).
WBS | SummaryAtCompletionDuration | Duration | X | The total working time from the activity's current start date to the current finish date. The current start date is the planned start date until the activity is started, then it is the actual start date. The current finish date is the activity planned finish date while the activity is not started, the remaining finish date while the activity is in progress, and the actual finish date once the activity is completed. The total working time is computed using the activity's calendar.
WBS | SummaryAtCompletionExpenseCost | Cost | X | The sum of the actual plus remaining cost for all project expenses associated with the cost account. Computed as Actual Expense Cost + Remaining Expense Cost.
WBS | SummaryAtCompletionLaborCost | Cost | X | The sum of the actual plus remaining costs for all labor resources assigned to the activity. Computed as actual labor cost + remaining labor cost. Same as the planned labor costs if the activity is not started and the actual labor costs once the activity is completed.
WBS | SummaryAtCompletionLaborUnits | Unit | X | The sum of the actual plus remaining units for all labor resources assigned to the activity. Computed as actual labor units + remaining labor units. Same as the planned labor units if the activity is not started and the actual labor units once the activity is completed.
WBS | SummaryAtCompletionMaterialCost | Cost | X | The material cost at completion. It is the sum of the actual plus remaining costs for all material resources assigned to the activity. Computed as actual material cost + remaining material cost. Same as the planned material costs if the activity is not started and the actual material costs once the activity is completed.
WBS | SummaryAtCompletionNonLaborCost | Cost | X | The nonlabor cost at completion. It is the sum of the actual plus remaining costs for all nonlabor resources assigned to the activity. Computed as actual nonlabor cost + remaining nonlabor cost. Same as the planned nonlabor costs if the activity is not started and the actual nonlabor costs once the activity is completed.
WBS | SummaryAtCompletionNonLaborUnits | Unit | X | The nonlabor units at completion. It is the sum of the actual plus remaining units for all nonlabor resources assigned to the activity. Computed as actual nonlabor units + remaining nonlabor units. Same as the planned nonlabor units if the activity is not started and the actual nonlabor units once the activity is completed.
WBS | SummaryAtCompletionTotalCost | Cost | X | The estimated cost at completion for the activity. Computed as the actual total cost plus the estimate-to-complete cost; EAC = ACWP + ETC. Note that the method for computing ETC depends on the earned-value technique selected for the activity's WBS.
WBS | SummaryAtCompletionTotalCostVariance | Cost | X | The Baseline Planned Total Cost - At Completion Total Cost.
WBS | SummaryBaselineCompletedActivityCount | int | X | The number of completed activities in the baseline.
WBS | SummaryBaselineDuration | Duration | X | The planned duration for the activity in the primary baseline. Planned duration is the total working time from the activity current start date to the current finish date. Same as the actual duration plus the remaining duration. The total working time is computed using the activity's calendar.
WBS | SummaryBaselineExpenseCost | Cost | X | The planned cost for all project expenses associated with the activity in the primary baseline. Computed as the baseline actual expense cost plus the baseline remaining expense cost.
WBS | SummaryBaselineFinishDate | EndDate | X | The current latest finish date of all activities in the WBS for the current baseline.
WBS | SummaryBaselineInProgressActivityCount | int | X | The number of activities that should be currently in progress, according to the primary baseline. Computed using the baseline start and finish dates and the current data date.
WBS | SummaryBaselineLaborCost | Cost | X | The planned cost for all labor resources assigned to the activity in the primary baseline. Computed from the baseline At Completion labor units. If no resources are assigned, computed as the activity Baseline Planned Labor Units * Project Default Price / Time.
WBS | SummaryBaselineLaborUnits | Unit | X | The planned units for all labor resources assigned to the activity in the primary baseline. Computed as the baseline actual labor units plus the baseline remaining labor units.
WBS | SummaryBaselineMaterialCost | Cost | X | The planned cost for all material resources assigned to the activity in the primary baseline. Computed from the baseline At Completion nonlabor units. If no resources are assigned.
WBS | SummaryBaselineNonLaborCost | Cost | X | The planned cost for all nonlabor resources assigned to the activity in the primary baseline. Computed from the baseline At Completion nonlabor units. If no resources are assigned, computed as the activity Baseline Planned Nonlabor Units * Project Default Price / Time.
WBS | SummaryBaselineNonLaborUnits | Unit | X | The planned units for all nonlabor resources assigned to the activity in the primary baseline. Computed as the baseline actual nonlabor units plus the baseline remaining nonlabor units.
WBS | SummaryBaselineNotStartedActivityCount | int | X | The number of activities not started in the baseline.
WBS | SummaryBaselineStartDate | BeginDate | X | The current earliest start date of all activities in the WBS for the current baseline.
WBS | SummaryBaselineTotalCost | Cost | X | The Planned Total Cost for the activity in the primary baseline, including labor resources, nonlabor resources, and project expenses. Baseline Planned Total Cost = Baseline Planned Labor Cost + Baseline Planned Nonlabor Cost + Baseline Planned Expense Cost.
WBS | SummaryBudgetAtCompletionByCost | Cost | X | The Planned Total Cost through activity completion. Computed as Planned Labor Cost + Planned Nonlabor Cost + Planned Expense Cost, same as the Planned Total Cost.
WBS | SummaryBudgetAtCompletionByLaborUnits | Unit | X | The Baseline Labor Units
WBS | SummaryCompletedActivityCount | int | X | The number of activities that have an Actual Finish in the WBS.
WBS | SummaryCostPercentComplete | Percent | X | The percent complete of costs for the resource assignments in the wbs. Computed as Actual Units / At Complete Units * 100. Always in the range 0 to 100.
WBS | SummaryCostPercentOfPlanned | Percent | X | The activity actual cost percent of planned. Computed as actual total cost / baseline total cost * 100, or equivalently as ACWP / BAC * 100. The value can exceed 100. The baseline total cost is the activity's at completion cost from the current baseline. This field is named SummaryCostPercentOfBudget in Primavera's Engineering & Construction and Maintenance & Turnaround solutions.
WBS | SummaryCostPerformanceIndexByCost | double | X | The Earned Value divided by the Actual Cost. A value less than 1 indicates that the Actual Cost has exceeded the Planned Value.
WBS | SummaryCostPerformanceIndexByLaborUnits | double | X | The Earned Value Labor Units / Actual Labor Units.
WBS | SummaryCostVarianceByCost | Cost | X | The Earned Value minus the Actual Cost. A negative value indicates that the Actual Cost has exceeded the Planned Value.
WBS | SummaryCostVarianceByLaborUnits | Unit | X | The Earned Value Labor Cost minus Actual Value Labor Cost.
WBS | SummaryCostVarianceIndex | double | X | The value that is calcuated as the Cost Variance divided by Earned Value.
WBS | SummaryCostVarianceIndexByCost | Percent | X | The Cost Variance divided by Earned Value.
WBS | SummaryCostVarianceIndexByLaborUnits | double | X | The Cost Variance Labor Units divided by Earned Value Labor Units.
WBS | SummaryDurationPercentComplete | Percent | X | The activity actual duration percent of planned. Computed as (baseline planned duration - remaining duration) / baseline planned duration * 100.
WBS | SummaryDurationPercentOfPlanned | Percent | X | The summary actual duration percent of planned of all activities under this WBS. Computed as actual duration / baseline duration * 100. The value can exceed 100. The Baseline duration is the activity's at complete duration from the current baseline.
WBS | SummaryDurationVariance | Duration | X | The duration between the activity's baseline duration and the at complete duration. Computed as baseline duration - at completion duration.
WBS | SummaryEarnedValueByCost | Cost | X | The Budget at Completion * Performance % Complete. The method for computing the Performance Percent Complete depends on the Earned Value technique selected for the activity's WBS. Budget at Completion is computed from the primary baseline.
WBS | SummaryEarnedValueByLaborUnits | Unit | X | The portion of the baseline labor units that is actually completed as of the project data date. Computed as Baseline Labor Units * Performance % Complete. The planned labor units performed is essentially the labor units Earned Value for the activity. The method for computing the Performance % Complete depends on the Earned Value technique selected for the activity's WBS. The Baseline Labor Units is taken from the current baseline.
WBS | SummaryEstimateAtCompletionByCost | Cost | X | The Actual Cost plus the Estimate to Complete Cost. The method for computing Estimate to Complete depends on the Earned Value technique selected for the activity's WBS.
WBS | SummaryEstimateAtCompletionByLaborUnits | Unit | X | The Actual Labor Units + Estimate To Complete Labor Units. (Estimate To Complete Labor Units is calculated based off of the Earned Value setting on the WBS.)
WBS | SummaryEstimateAtCompletionHighPercentByLaborUnits | Percent | X | The high forecast of Estimate At Completion (EAC) by labor units.
WBS | SummaryEstimateAtCompletionLowPercentByLaborUnits | Percent | X | The low forecast of Estimate At Completion (EAC) by labor units.
WBS | SummaryEstimateToCompleteByCost | Cost | X | The Remaining Total Cost for the activity or the Performance Factor * (Budget at Completion - Earned Value), depending on the Earned Value technique selected for the activity's WBS (calculated from the primary baseline).
WBS | SummaryEstimateToCompleteByLaborUnits | Unit | X | The estimated quantity to complete the activity. Computed as either the remaining total units for the activity, or as Performance Factor * (Baseline Planned Labor Units - Planned Quantity of Work Performed), depending on the Earned Value Technique selected for the activity's WBS.
WBS | SummaryExpenseCostPercentComplete | Percent | X | The percent complete of cost for all expenses associated with the WBS. It is computed as Actual Expense Cost / At Complete Expense Cost * 100, and it is always in the range of 0 to 100.
WBS | SummaryExpenseCostVariance | Cost | X | The Baseline Planned Expense Cost - At Completion Expense Cost (At Completion Expense Cost = Actual Expense Cost + Remaining Expense Cost).
WBS | SummaryFinishDateVariance | Duration | X | The duration between the finish date in the current project and the baseline finish date. Calculated as finish date - baseline finish date.
WBS | SummaryInProgressActivityCount | int | X | The number of activities that are currently in progress.
WBS | SummaryLaborCostPercentComplete | Percent | X | The percent complete of cost for all labor resources assigned to the WBS. It is computed as Actual Labor Cost / At Complete Labor Cost * 100, and it is always in the range of 0 to 100.
WBS | SummaryLaborCostVariance | Cost | X | The Baseline Planned Labor Cost - At Completion Labor Cost.
WBS | SummaryLaborUnitsPercentComplete | Percent | X | The percent complete of units for all labor resources for the WBS. Computed as actual labor units / at complete labor units * 100. Always in the range 0 to 100.
WBS | SummaryLaborUnitsVariance | Unit | X | The difference between baseline labor units and at completion labor units. Calculated as baseline labor units - at completion labor units.
WBS | SummaryMaterialCostPercentComplete | Percent | X | The percent complete of cost for all material resources assigned to the WBS. It is computed as Actual Material Cost / At Complete Material Cost * 100, and it is always in the range of 0 to 100.
WBS | SummaryMaterialCostVariance | Cost | X | The variance that is calculated as Baseline Material Cost - At Completion Material Cost.
WBS | SummaryNonLaborCostPercentComplete | Percent | X | The percent complete of cost for all non-labor resources assigned to the WBS. It is computed as Actual Nonlabor Cost / At Complete Nonlabor Cost * 100, and it is always in the range of 0 to 100.
WBS | SummaryNonLaborCostVariance | Unit | X | The Baseline Planned Nonlabor Cost - At Completion Nonlabor Cost.
WBS | SummaryNonLaborUnitsPercentComplete | Percent | X | The percent complete of units for all nonlabor resources for the WBS. Computed as Actual Nonlabor Cost / At Completion Nonlabor Cost * 100. Always in the range 0 to 100.
WBS | SummaryNonLaborUnitsVariance | Unit | X | The difference between baseline nonlabor units and at completion non labor units. Calculated as baseline nonlabor units - at completion nonlabor units.
WBS | SummaryNotStartedActivityCount | int | X | The number of activities that are currently not started.
WBS | SummaryPerformancePercentCompleteByCost | Percent | X | The percent complete of performance for all labor resources, nonlabor resources, and expenses. Computed as Earned Value / Budget At Completion * 100. Always in the range 0 to 100.
WBS | SummaryPerformancePercentCompleteByLaborUnits | Percent | X | The percent complete of performance for all labor resources. Computed as earned value labor units / baseline labor units * 100. Always in the range 0 to 100.
WBS | SummaryPlannedCost | Cost | X | The sum of all planned expense, non labor, labor, and material costs in the WBS.
WBS | SummaryPlannedDuration | Duration | X | The total working days between planned start and finish dates in the WBS.
WBS | SummaryPlannedExpenseCost | Cost | X | The sum of all planned expense costs in the WBS.
WBS | SummaryPlannedFinishDate | EndDate | X | The latest planned finish date of all activities in the WBS.
WBS | SummaryPlannedLaborCost | Cost | X | The sum of all planned labor costs in the WBS.
WBS | SummaryPlannedLaborUnits | Unit | X | The sum of all planned labor units in the WBS.
WBS | SummaryPlannedMaterialCost | Cost | X | The sum of all planned material costs in the WBS.
WBS | SummaryPlannedNonLaborCost | Cost | X | The sum of all planned non labor costs in the WBS.
WBS | SummaryPlannedNonLaborUnits | Unit | X | The sum of all planned non labor units in the WBS.
WBS | SummaryPlannedStartDate | BeginDate | X | The earliest planned start date of all activities in the WBS.
WBS | SummaryPlannedValueByCost | Cost | X | The Budget at Completion * Schedule % Complete. The Schedule % Complete specifies how much of the activity's baseline duration has been completed so far. Budget at Completion is computed from the primary baseline
WBS | SummaryPlannedValueByLaborUnits | Unit | X | The portion of the baseline labor units that is scheduled to be completed as of the project data date. Computed as Baseline Labor Units * Schedule % Complete. The Schedule % Complete specifies how much of the activity's baseline duration has been completed so far. The Baseline Labor Units is taken from the current baseline.
WBS | SummaryProgressFinishDate | EndDate | X | The date the activity is expected to be finished according to the progress made on the activity's work products. The expected finish date is entered manually by people familiar with progress of the activity's work products.
WBS | SummaryRemainingDuration | Duration | X | The total working time from the WBS remaining start date to the remaining finish date.
WBS | SummaryRemainingExpenseCost | Cost | X | The remaining costs for all project expenses associated with the activities in the WBS.
WBS | SummaryRemainingFinishDate | EndDate | X | The date the resource is scheduled to finish the remaining work for the activity. This date is computed by the project scheduler but can be updated manually by the project manager. Before the activity is started, the remaining finish date is the same as the planned finish date.
WBS | SummaryRemainingLaborCost | Cost | X | The remaining costs for all labor resources assigned to the activities. The remaining cost reflects the cost remaining for the WBS.
WBS | SummaryRemainingLaborUnits | Unit | X | The remaining units for all labor resources assigned to the activities. The remaining units reflects the work remaining to be done for the WBS.
WBS | SummaryRemainingMaterialCost | Cost | X | The remaining material costs for all project expenses associated with the activities in the WBS.
WBS | SummaryRemainingNonLaborCost | Cost | X | The remaining nonlabor costs for all project expenses associated with the activities in the WBS.
WBS | SummaryRemainingNonLaborUnits | Unit | X | The remaining units for all nonlabor resources assigned to the activities. The remaining units reflects the work remaining to be done for the WBS.
WBS | SummaryRemainingStartDate | BeginDate | X | The earliest remaining start of all activities assigned to the WBS.
WBS | SummaryRemainingTotalCost | Cost | X | The sum of all remaining total costs in the WBS.
WBS | SummarySchedulePercentComplete | Percent | X | The measure that indicates how much of the WBS baseline duration has been completed so far. Computed based on where the current data date falls between the activity's baseline start and finish dates. If the data date is earlier than the baseline start, the schedule % complete is 0. If the data date is later than the baseline finish, the schedule % complete is 100. The schedule % complete indicates how much of the WBS duration should be currently completed, relative to the selected baseline.
WBS | SummarySchedulePercentCompleteByLaborUnits | Percent | X | The percent complete of units for all labor resources. Computed as Actual Labor Units / At Completion Labor Units * 100. Always in the range 0 to 100.
WBS | SummarySchedulePerformanceIndexByCost | double | X | The Earned Value divided by the Planned Value. A value less than 1 indicates that less work was actually performed than was scheduled.
WBS | SummarySchedulePerformanceIndexByLaborUnits | double | X | The Earned Value Labor Units divided by Planned Value Labor Units.
WBS | SummaryScheduleVarianceByCost | Cost | X | The Earned Value divided by the Planned Value. A negative value indicates that less work was actually performed than was scheduled.
WBS | SummaryScheduleVarianceByLaborUnits | Unit | X | The Earned Value Labor Units minus the Planned Value Labor Units.
WBS | SummaryScheduleVarianceIndex | double | X | The value that is calculated as the Schedule Variance Labor Units divided by Planned Value Labor Units.
WBS | SummaryScheduleVarianceIndexByCost | Percent | X | The Schedule Variance divided by the Planned Value.
WBS | SummaryScheduleVarianceIndexByLaborUnits | double | X | The Schedule Variance Labor Units divided by the Planned Value Labor Units.
WBS | SummaryStartDateVariance | Duration | X | The duration between the start date in the current project and the baseline start date. Calculated as start date - baseline start date.
WBS | SummaryToCompletePerformanceIndexByCost | double | X | The (Budget at Completion - Earned Value) divided by (Estimate at Completion - Actual Cost).
WBS | SummaryTotalCostVariance | Cost | X | The value that is calculated as baseline total cost - total cost.
WBS | SummaryTotalFloat | Duration | X | The amount of time the WBS can be delayed before delaying the project finish date. Total float can be computed as late start - early start or as late finish - early finish; this option can be set when running the project scheduler.
WBS | SummaryUnitsPercentComplete | Percent | X | The percent complete of units for the resource assignments in the wbs. Computed as Actual Units / At Complete Units * 100. Always in the range 0 to 100.
WBS | SummaryVarianceAtCompletionByLaborUnits | Unit | X | The Baseline Planned Total Labor Units minus Estimate at Completion Labor Units.
WBS | TotalBenefitPlan | Cost | X | The sum of the monthly benefit plan.
WBS | TotalBenefitPlanTally | Cost | X | The sum of the monthly benefit plan tally.
WBS | TotalSpendingPlan | Cost | X | The sum of the monthly spending plan.
WBS | TotalSpendingPlanTally | Cost | X | The sum of the monthly spending plan tally.
WBS | UnallocatedBudget | Cost | X | The difference between the total current and distributed current budget. Calculated as total current budget - distributed current budget.
WBS | UndistributedCurrentVariance | Cost | X | The total spending plan minus the total spending plan tally.
WBS | WBSCategoryObjectId | ObjectId |  | The unique ID of the associated WBS category value. Note that the label used for the WBS category is dynamic; it is controlled by the system administrator.
WBS | WBSMilestonePercentComplete | Percent | X | The WBSMilestonePercentComplete field determines whether to calculate earned value by defining milestones at the WBS level and assigning a level of significance or weight to each of them. As progress occurs and you mark each milestone complete, the WBS element's performance percent complete is calculated based on the weight of the milestone.
WBS | WBSResourceSpread | WBSResourceSpread[] | X | The field containing resource spread data for this wbs. If a wbs is attempted to be loaded with resource spread data, getWBSResourceSpread will return null if no spread data was available for that project.
WBS | WBSRoleSpread | WBSRoleSpread[] | X | The field containing role spread data for this wbs. If a wbs is attempted to be loaded with role spread data, getWBSRoleSpread will return null if no spread data was available for that project.
WBS | WBSSpread | WBSSpread | X | The field containing spread data for this WBS. If a WBS is attempted to be loaded with spread data, getWBSSpread will return null if no spread data was available for that WBS.

## WBSCategory

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
WBSCategory | CreateDate | java.util.Date | X | The date this phase was created.
WBSCategory | CreateUser | String | X | The name of the user that created this phase.
WBSCategory | LastUpdateDate | java.util.Date | X | The date this phase was last updated.
WBSCategory | LastUpdateUser | String | X | The name of the user that last updated this phase.
WBSCategory | Name | String |  | The name of the WBS category. Note that the label used for WBS category is dynamic; the system administrator controls it.
WBSCategory | ObjectId | ObjectId |  | The unique ID generated by the system.
WBSCategory | SequenceNumber | int |  | The sequence number for sorting.

## WBSMilestone

Class | Field | Type | Read Only | Description
--- | --- | --- | --- | ---
WBSMilestone | CreateDate | java.util.Date | X | The date this WBS milestone was created.
WBSMilestone | CreateUser | String | X | The name of the user that created this WBS milestone.
WBSMilestone | IsBaseline | boolean | X | The boolean value indicating if this business object is related to a Project or Baseline
WBSMilestone | IsCompleted | boolean |  | The flag that indicates whether the step has been completed.
WBSMilestone | IsTemplate | boolean | X | The boolean value indicating if this business object is related to a template Project.
WBSMilestone | LastUpdateDate | java.util.Date | X | The date this WBS milestone was last updated.
WBSMilestone | LastUpdateUser | String | X | The name of the user that last updated this WBS milestone.
WBSMilestone | Name | String |  | The name of the WBS milestone.
WBSMilestone | ObjectId | ObjectId |  | The unique ID generated by the system.
WBSMilestone | ProjectId | String | X | The short code that uniquely identifies the project.
WBSMilestone | ProjectObjectId | ObjectId |  | The unique ID of the associated project.
WBSMilestone | SequenceNumber | int |  | The sequence number for sorting.
WBSMilestone | WBSCode | String | X | The short code assigned to each WBS element for identification. Each WBS element is uniquely identified by concatenating its own code together with its parents' codes.
WBSMilestone | WBSName | String | X | The name of the WBS element.
WBSMilestone | WBSObjectId | ObjectId |  | The unique ID of the WBS where the WBS milestone is assigned.
WBSMilestone | Weight | double |  | The weight that is assigned to the milestone.